Company profile - Canadian Company Capabilities
Third-Party Information Liability Disclaimer
Some of the information on this Web page has been provided by external sources. The Government of Canada is not responsible for the accuracy, reliability or currency of the information supplied by external sources. Users wishing to rely upon this information should consult directly with the source of the information. Content provided by external sources is not subject to official languages, privacy and accessibility requirements.
ONPA Architects Inc
Mailing Address:
9431-41 Ave NWEDMONTON, Alberta
T6E 5X7
Location Address:
9431-41 Ave NWEDMONTON, Alberta
T6E 5X7
Tel.:<PHONE_NUMBER>
Fax:<PHONE_NUMBER>
Company Profile
Architecture, Planning, Interior Design, Project Management
Full profile
Full profile
Contact information
Company description
Product / Service / Licensing
- Large complex project
- New Medical/ Research Facility
- State of the art technology
- Multiple user groups
- Classrooms
- Lecture theatres
- Student spaces
- Labs
- Phase 1: $165 million
- 67,454 m2
- Scheduled completion: 2006
Royal Alexandra Hospital Ambulatory Care
- Major new addition with many renovations to Health Care facility
- Clinics
- Complex project
- Multiple user groups
- Multiple phases
- Interior architecture
- Interior planning
- IT / Communication systems
- Revised programme and PSC through completion
- Operating facility
- $40 million
- 12,500 m2
- Scheduled completion: Summer 2005
Zeidler Centre, University of Alberta
- New Medical/ Research Facility for the Faculty of Medicine
- Administrative/ Faculty Offices
- Multiple user groups
- Signature building
- Clinics
- Classrooms
- IT/ Communication systems
- Green Building
- $7.2 million
- 3,300 m2
- Scheduled completion: Winter 2004
Edmonton Cardiology Clinic
- Renovation to Medical facility
- Administrative offices
- Clinics
- Interior Renovation project
- IT / Communication system
- Programme through completion
- $1 million
- Completed: 2004
Royal Alexandra Hospital Child Mental Health Unit
- Mental health facility
- Offices / clinics
- Classrooms
- Interior planning
- Interior design
- IT / Communication systems
- Security systems
- Programme through completion
- Occupied Faulity
- Tight Schedule
- $2 million
- 2,100 m2
- Completed: Fall 2003
Royal Alexandra Hospital Outpatients Clinic
- Clinics
- Interior planning
- Interior architecture project
- Medical facility
- IT / Communication systems
- Programme through completion
- $1.3 million
- Completed: 2003
Millard Centre for Workers Compensation Board
- New Rehabilitation facility
- Large Site Development
- Clinics
- Large administrative offices
- Modular offices
- Classroom facilities
- Therapy Gym
- Therapy Pool
- Public Cafeteria
- IT / Communication systems
- Significant security systems
- Programme adaptation through completion
- Full architectural services including space planning and interior design
- $15.6 million
- 11,000 m2
- Completed: Spring 2002
Royal Alexandra Hospital Psychiatry Crisis Unit
- Mental health facility
- Offices / clinics
- Classrooms
- Interior planning
- Interior design
- IT / Communication systems
- Security systems
- Programme through completion
- $0.35 million
- Completed: Summer 2001
Emergency Centre, U of A Hospital
- Major addition to Health facility on complex site
- Significant site & traffic issues
- Multiple user groups
- $17.5 million
- 6,000 m2
- Completed: Summer 2000
Alberta Hospital Edmonton- Building 8 & 10,
- Renovation and Relocation of Health Care Facility
- Adjacent to or within occupied areas
- Acoustic issues
- Accelerated schedule
- $370,000
- Completed: 1999
Royal Alexandra Hospital Cath Laboratory
- Renovation to Health facility laboratory
- Two laboratories with centralized control/ viewing area
- Fast Track Design method employed
- $500,000
- Completed: 1999
Royal Alexandra Hospital Inpatient/Outpatient Relocation
- Mental health facility
- Offices / clinics
- Classrooms
- Interior planning
- Interior design
- IT / Communication systems
- Security systems
- Programme through completion
- $1.6 million
- 3,166 m2
- Completed: Spring 1996
Alberta Hospital Edmonton Redevelopment, Edmonton AB
- New 3-storey redevelopment
- 220 beds for acute and rehabilitation psychiatric patients
- Large OT department
- $33 million
- 20, 605 m2
- Project on hold as of August 1994
St. Josephs Auxiliary Hospital, Edmonton AB
- New 3-storey long term Care Facility
- Large Health Care Facility
- 200 beds
- Rehabilitation day hospital
- $21.6 million
- 15,062 m2
- Completed: Fall 1993
Corbett Hall, University of Alberta
- Renovation and Addition to Education/ Research Facility
- Historical restoration of 1915 Heritage Building
- Conversion of the former Normal School to accommodate research, teaching
laboratory, faculty and student spaces
- Classrooms
- Research labs/ administration
- Large Lecture Theaters
- Multiple user groups
- Historic Building
- $9.4 million
- 10,000 m2
- Completed: Fall 1991
St. Marys Hospital, Camrose AB
- New Acute Care Hospital
- Large Health Care Facility
- 117 beds
- Large rehabilitation component
- Wet labs
- Dry labs
- Complex equipment co-ordination
- Administration offices
- Pharmacy
- Multiple user groups
- Food services
- Public spaces
- $15.9 million
- 10,050 m2
- Completed: Spring 1989
Mineral Springs Hospital, Banff AB
- New Acute/ Long term Care Facility
- Large Health Care Facility
- Rehabilitation component
- Wet labs
- Dry labs
- Complex equipment co-ordination
- Administration offices
- Pharmacy
- Multiple user groups
- Food services
- Public spaces
- $11.6 million
- 5,400 m2
- Completed: Summer 1987
Walter C. Mackenzie Health Sciences Centre
- New Health Care Facility
- Major Construction project
- University of Alberta Hospital site knowledge and experience
- Research Space
- Wet labs
- Dry labs
- Teaching hospital
- Multiple user groups
- Pharmacy
- Food services
- Commercial Space
- $300 million
- Completed: 1986
Hythe Hospital and Nursing Home, Hythe AB
- New health care facility
- Ten active treatment beds
- 25 Nursing home beds
- $5.0 million
- 3,000 m2
- Completed: 1984
William J. Cadzow Hospital, Lac La Biche AB
- New Acute Care/ Long Term Care Facility
- 120 beds
- Rehabilitation component
- $16 million
- 8,484 m2
- Completed: Fall 1984
- New Elementary School
- Major building for the community
- Replacement Facility
- Centralized Library
- Zoned to Facilitate community access
- Two station Gymnasium
- Phased project addresses existing operational school
- $6.8 million
- 2,777 m2
- Scheduled Completion: 2005
New Spruce Grove School, Spruce Grove AB
- New K-9 School facility
- Career Technology Studies component
- $9.0 million
- Scheduled Completion: 2005
Ecole Voyager School, Cold Lake AB
- New K-12 French Immersion School
- 16 elementary classrooms with shared Study Rooms and Learning Studio
- ECS classroom with kitchen and washroom
- Two station Gymnasium
- Central Library
- Central Gathering / Assembly area converts to Cafeteria or Theatre space
- Career Technologies Studies, woodworking, light Mechanics, Graphic Arts
- Zoned to facilitate community access
- Separate entrances to zones
- Information / Computer Services
- $7.4 million
- 3,995 m2
- Scheduled Completion: To be concluded
Holy Spirit School, Edmonton AB
- New Elementary School
- Complexly shaped and sloping site
- Flagship for the board
- Focus on Gathering, Library, and Computer Labs
- Creation of new Gathering Space and breakout teaching areas
- Open structure
- Low maintenance
- Sensitive to LEED criteria
- Materials used to reflect sustainable/ green building principles
- $4.5 million
- 2,681 m2
- Scheduled Completion: Winter 2004
Oscar Romero High School, Edmonton AB
- New High School
- 750 Student Capacity
- Drama and Music Spaces
- Learning Resource Centre
- Career Technologies Studies Wing
- Fine Arts Area
- Gymnasium / 2 Station
- $11,000,000.00
- 7330 m2
- Scheduled Completion: Fall 2004
John Paul II School, Spruce Grove AB
- Addition and Renovation to K-8 School
- Work completed while operating
- Creation of new Gathering Space and breakout teaching areas
- Durable materials, colorful, cultural identity
- Natural light and ventilation
- Addition of administration spaces and replacement of 6 portables
- Solve maintenance problems and mitigate vandalism
- $4.03 million
- 2.841 m2
- Scheduled Completion: 2004
Blessed Sacrament K-12 School, Wainwright AB
- New K - 12 Catholic School
- 789 Students
- Hi-tech replacement following destruction by fire
- All Classrooms have ample Natural Light & Ventilation
- Career Technology Studies component
- Durable materials low maintenance
- Green Building
- Modernization to Gymnasium (Damaged in fire)
- $8,500,000.00
- 6,916 m2 (includes 1200 m2 Gymnasium)
- Completed: Winter 2003
St. Thomas Aquinas High School
- Addition & Renovation to High School
- 675 students
- Major Career Technology Studies addition
- Addition to Gym, Cafeteria, Teaching Spaces
- Steel construction shop/studio like space
- Large volumes with controlled natural light
- Durable materials, colorful, cultural identity
- Work completed while operating
- $3.3 million
- 8,464 m2
- Completed: Fall 2003
Ecole La Mission School, St. Albert AB
- New K - 9 Catholic School
- Centre Hall radiates curving corridors with Special Spaces for reflection & teaching
- Special breakout teaching areas
- Career Technology Studies component
- Open structure
- Low maintenance
- 250 Students
- Complex community issues
- $2,929,000.00
- 2266 m2
- Completed: Fall 2003
St Joseph School, Spruce Grove AB
- Addition and Renovation to K-4 School
- Work completed while operating
- Complete building and mechanical systems upgrades
- Program expansion and upgrades to staff and office areas
- Durable materials, colorful, cultural identity
- Natural light and ventilation
- Solve maintenance problems and mitigate vandalism
- $3.5 million
- 3,888 m2
- Completed: Fall 2003
New Sarepta Elementary School, New Sarepta AB
- Addition and Renovation to Elementary School
- Four classroom addition
- Learning studio
- Washrooms
- Mechanical room
- Gym storage
- Office addition
- Upgrade of mechanical and electrical systems
- Upgrade of kitchen area, existing washrooms, custodial areas
- $1.8 million
- Completed: 2003
George P. Nicolson Elementary School
- New Elementary School
- 2 storey section for Capital Health and YMCA daycare and after school programme
- 550 Students
- Administration Area & Support Areas
- 18 Classrooms / Grouped in Clusters With Shared
- Independent Study Area
- 3 Learning Studios
- Music Room
- Learning Resource Centre/ Central Quiet Location
- Gymnasium / 2 Station
- $7.8 million
- 4646 m2
- Completed: Fall 2002
Grandview Heights School, Edmonton AB
- Addition and Renovation to K-9 School
- Extensive mechanical and electrical upgrades
- Career Technologies Studies component
- Mold and asbestos mitigation and abatement
- $1.5 million
- 2,619 m2
- Completed: Fall 2002
Whitefish Lake K-12 School, Atikameg, Alberta
- New K-12 Replacement Facility
- Major building for the community
- Central gathering / Assembly area
- Central Library
- Centralized Learning Studios
- Computer rooms
- Cafeteria/ Concession
- Culture reflected in architecture
- Zoned to facilitate community access
- Two station Gymnasium
- Large Site development area
- All new infrastructure
- Separate entrances to zones
- Separate play areas for different play areas for different age groups
- Shop / Career Technologies Studies areas
- $8.75 million
- 3.975 m2
- Completed: Fall 2001
Dr. Folkins Community School, Chauvin AB
- Major addition of four new classrooms and modernization of various parts of existing K-12 School
- $3.2 million
- Completed: Fall 2000
High Level School
- New Middle School
- Designed to accommodate school capacity of 450 with future capacity of 975
-Two classroom clusters with potential to add two more clusters
- Community sized gymnasium
- Space for community kitchen
- Ability to expand library/resource centre when school expands
- Purpose designed music room
- Purpose designed Career Technologies Studies foods lab canteen which can also serve evening use and/or outdoor community functions
- On-site safe student drop-off and pick-up for school buses
- Ample school and community use parking
- $5,5 million
- 3915 m2
- Completed : August 2000
Vimy Ridge Academy, Edmonton AB
- Modernization to 7-12 School
- Development of two 30-station computer classrooms
- Data network
- Selective refinishing of entrance corridor
- Development of a climbing wall in one gymnasium
- $600,000
- Completed: Fall 2000
Glendale School, Edmonton AB
- Modernization and code upgrades to Junior High School
- Exterior finishes and reroofing
- $1 million
- 2,600 m2
- Completed: Fall 1998
Peace River School, Peace River AB
- Modernization to High School
- Partial modernization of second floor
- Handicapped elevator
- Renovations at main entrance
- Replacement of heating system
- $812,000
- Completed: Fall 1998
Kennedy School, Grimshaw AB
- Addition and Modernization to Elementary School
- Addition of 4 Portable Classrooms,
- Addition and Modernization to Gymnasium
- Portable Classroom Relocation and Addition
- $2.5 million (total cost of projects)
- Projects implemented between 1980 and 1995
Dawson Elementary School, Dawson YK
- New Elementary School
- 8 classrooms
- Gymnasium
- Administrative areas
- Exterior design is compatible with neighboring historic buildings
- $4.1 million
- 2,323 m2
- Completed : 1998
Fort McMurray Composite High School
- Addition and Renovation to existing High School
- Administrative Offices
- Conversion of existing industrial arts space into a band room and associated practice rooms
- Career Technologies Studies component
- $1.01 million
- Completed: 1998
Glendale School, Edmonton AB
- Addition and Modernization to Junior High School
- Major functional changes
- Mechanical upgrades
- Modernization to building exterior
- $1.01 million
- 2,600 m2
- Completed: 1998
Porter Creek Secondary School, Whitehorse Yukon
- Major addition and renovation to High School
- New Gymnasium
- Career Technology Studies component
- $6.9 million
- Completed: Winter 1997
St. Josephs School, Lloydminster AB
- Addition to K-6 School
- Eight portable classrooms
- Phased construction
- $944,000
- Completed: Winter 1997
Florence MacDougall School, High Level AB
- Addition and Modernization to Middle School
- Six classroom portable addition
- $785,000
- Completed: Fall 1997
Rainbow Lake School, Rainbow Lake AB
- Addition and Modernization to K-12 School
- Four classroom addition
- $950,000
- Completed: Fall 1997
Centre Communitaire Scholaire Boreal, Fort McMurray AB
- Addition and Renovation to existing School
- Accommodation for community use Space
- $870,000
- Completed: Summer 1997
Dr. Karl A. Clark School, Fort Mc Murray AB
- Addition and Renovation of Elementary School
- Three classrooms
- Modernization of library area
- $757,000
- Completed: Summer 1997
High Level School, High Level AB
- Renovation to Commercial Kitchen in 7-12 School
- Design only
- $4,000
- Completed: 1996
St. Francis Xavier High School, Edmonton AB
- Addition and Modernization to High School
- Modernization of administration areas and art room facilities
- Addition of a new central courtyard enclosure
- $1.25 million
- Completed : 1996
Tofield School Phase III, Tofield AB
- Modernization to 5-12 School
- Career Technology Studies component
- $1.5 million
- Completed: 1996
Ecole Coloniale Estates School
- New French Immersion Middle School
- 14 Classrooms / Grouped in 2 Clusters each with Central main Studio for Individual & Group Study
- Music Room / Features exposed structure
- Learning Resource Centre Central location
- Career Technology Studies component
- Multi-Purpose / Student Activity Area
- Gymnasium / 3 stations
- $3.9 million
- 3,567 m2
- Completed: Fall 1995
Ryley School Modernization, Ryley AB
- Modernization to K-12 School
- Total modernization of the entire facility including an upgrade of the exterior
- $770,000
- Completed: 1995
Marwayne School, Marwayne AB
- Addition and Modernization to K-12 School
- Complexities associated with the project involved phased construction of new facilities together with renovation of existing facilites (i.e. gymnasium)
- School continued operating while work was in progress
- $3.8 million
- 935 m2 New; 3900 m2 Modernized
- Completed: 1994
Provost School, Provost AB
- Addition and Modernization to K-12 school
- Career Technology Studies component
- $550,000
- Completed: 1993
Acme School, Acme AB
- Addition and Modernization to K-12 School
- Phased project
- Significant interior and exterior upgrading
- New mechanical and electrical systems
- Continued operation of school while work was in progress
- $2.2 million
- Completed :1993
Viking School, Viking AB
- Modernization to K-12 School
- Total modernization of entire facility including upgrade of the exterior
- $1.6 million
- 5,356 m2
- Completed: 1993
Bishop Greschuk Catholic Elementary School, Edmonton AB
- New Elementary School
- 10 general Classrooms & 2 ECS Classrooms
- 12 Classrooms are organized in 3 pods of 4
- A Cozy Corner in each classroom
- Music Room
- Learning Resource
- $3.5 million
- 3,240 m2
- Completed: Summer 1992
S. Bruce Smith Junior High School
- New Junior High School
- 18 classrooms
- Shared independent study areas
- Music and Drama facilities
- Library/ Resource/ Computer areas
- Career Technology Studies component
- Gymnasium/ 2 station
- Large activity/ lunch area
- Administration and staff facilities
- Extensive input of students, educators and community throughout the project
- One of the most successful projects of its kind by Edmonton Public Schools
- $7.25 million
- 5,000 m2
- Completed: Winter 1991
Daysland School
- Addition and Renovation to K-12 School
- Upgrade to the exterior
- Career Technology Studies component
- $3.2 million
- 4,170 m2
- Completed: 1991
Robert Service School, Dawson City YK
- New K-12 School
- Career Technology Studies component
- $7.5 million
- Completed: 1989
Brick Elementary School, Ponoka Alberta
- Restoration of a Heritage School in a remote community
- Facility was retained and the building envelope/ mechanical/ electrical/ safety systems upgraded to suit the new function of the facility
- $1.04 million
- 2,332 m2
- Completed: 1987
Ponoka Upper Elementary School, Ponoka AB
- Modernization of 1927 Elementary school
- Removal of interior finishes and partitions
- Complete restoration of exterior
- Vestibules added at all major entrances
- Mechanical and electrical systems replaced
- Won the Design Award of Merit by the Council of Educational Facilities (1987)
- $1.2 million
- 2,670 m2
- Completed: 1987
Rendell Park School, Lloydminister AB
- New Elementary school
- 14 classrooms
- Accommodates special needs
- Houses community based programs (i.e. health clinic)
- Diverse groups of users
- Design Award of Merit (1987)
- $3.47 million
- 3,543 m2
- Completed: 1987
Father Perin School, Janvier AB
- New K-9 School
- Worked closely with the advisory committee for the school
- Facility planned to double in size when enrollements increased. Original configuration was that of a circle
- $3.0 million
- 1,900 m2
- Completed: 1986
Heart Lake School
- New Elementary School
- School for Heart Lake Band Reserve
- 4 Classrooms and a Kindergarten designed in a teepee configuration
- At the request of the band, the local community participated in the construction process
- $600,000
- 612 m2
- Completed: Summer 1984
Watson Lake Elementary School, Watson Lake YK
- Addition and Alteration to Elementary School
- Career Technology Studies component
- Completed: 1978
- New Garage
- $1.4 million
- Completed: 2002
Sanjel- Slave Lake
- New oilfield service and maintenance
- $2.5 million
- Completed: 2001
Edmonton Waste Management Centre
- New Waste Management Facility
- Centre for operations for recycling and waste management components
- Shop includes heavy equipment crane, welding, sheet metal cutting and shaping
- Central operations location
- Administration hub for services and GM offices for City Departments
- CBIP design for energy efficiency
- All Designed for maximum durability
- $2.2 million
- 2,350 m2
- Completed: 2001
EPCOR Paint Shop
- Addition and Renovation to Maintenance shop
- Concrete block construction
- Shop includes heavy equipment crane
- Explosive containment & Exhaust control
- Large industrial paint booth
- $1 million
- Completed: Fall 2001
Kal-Tire Maintenance Shop
- New Maintenance Shop
- Completed: 2000
Food Services CFB
- New Food Services Complex for CFB Wainwright, AB
- Federal Project
- Flexible plan
- Designed to serve 2500 daily as a base population with increases to 15,000 at peak periods.
- Programming and full architectural services provided
- $10 million
- 7,000 m2
- Completed: Spring 1998
MSB Materials Supply Building
- New Warehouse for CFB Wainwright, AB
- Federal Project
- Large open spaces
- Industrial quality
- $10.8 million
- 14,528 m2
- Completed: Summer 1997
ICMBG HQ/ ISIGSSQN/ IMPPL, C.F.B. Edmonton Headquarters Building at CFB
- New Headquarters Building for CFB Edmonton
- Federal Project
- Large open workshop accommodates vehicle maintenance and communications technologies for 1CMBG Signals Squadron
- Flexible design
- Vehicle maintenance
- Communication technology
- Training & Work environment
- $12.9 million
- 13,000 m2
- Completed: Spring 1997
Central Workshop Parts Warehouse
- Renovation and Addition to workshop and warehouse
- Four Overhead Doors and Three Bay Addition
- $982,000
- Completed: 1989
Ryley Maintenace Building
- Addition and Renovation to Maintenance shop
- $544,000
- Completed: 1989
Suncor Laboratory- Safety Building
- New Oilfield workshop
- $25,000
- Completed: 1988
Syncrude Extraction Plant at Mildred Lake
- New Oilfield Plant and shop
- 92,903 m2
- Completed: 1977
Great Canadian Oil Sands (G.C.O.S.) - Lab and Safety Building, Fort McMurray
- New Oilfield workshop
- Included Laboratory and Safety issues
- Completed: 1977
Syncrude Laboratory- Mildred Lake
- New Oilfield Laboratory and workshop
- Completed: 1974
Food Production Centre for Capital Health, Edmonton AB
- New Food Production Centre constructed on Fast Track basis
- Serves all facets of food Preparation
- Large scale food processing and distribution
- Consistent process control
- Extensive cold room and freezer storage areas
- Large production kitchen equipped with state of the art processing equipment
- A highly contained, clean environment where prevention of cross contamination and protection of patient and staff wellness are of significant concern.
- Processes are designed for efficiency and safety. Delivery routes are clearly segregated from routes where garbage or containment materials are transported.
- The highest standards of cleanliness and capability of wash down is achieved.
- Meets stringent criteria requirements for Food Production facilities
- $3.2 million
- 1,994 m2
- Completed: 2002
(Food services)
Food Services CFB
- New Food Services Complex for CFB Wainwright, AB
- Federal Project
- Very complex large scale food processing and quality control testing facility
- Large Institutional Kitchen
- Warehouse/ storage areas
- Indoor/ Outdoor Dining area
- Loading docks
- Workshops/ Storage area
- Telecommunication installation
- Office/ Administration/ Storage areas
- Flexible plan
- Designed to serve 2500 daily as a base population with increases to 15,000 at peak periods.
- Programming and full architectural services provided
- $10 million
- 7,000 m2
- Completed: Spring 1998
(Food services & Theater)
Grant MacEwan College- City Centre Campus
- Large complex project
- New Community College
- Classrooms (60)
- Large lecture theatres
- Student spaces
- Signature building
- $110 million
- 66,000 m2
- Completed: Fall 1993
- This concept study involves examining the potential options for expansion of the current downtown headquarters
- Completed: 2003
New Teaching and Learning Centre for the University of Alberta and Capital Health
- Preliminary needs assessment, concept design and costing of a project to be developed jointly by UA and CH.
- The ultimate needs have been projected at approximately $240 million
- This project is now a high priority for UA and CH who have approached Government for approval to proceed with detailed planning
- Completed: 2001
Conceptual Study for St. Paul Education Regional Division No. 1
- Two Hills Schools Study
- Completed: January 2001
Portables Study for Parkland School Division
- 17 Facilities
- Completed June: 2001
Conceptual Study for Aspen View Regional Division
- 18 Facilities
- Completed April: 2001
Conceptual Development Submission for Fort Vermilion School Division
- La Crete Public School / Buffalo Head Prairie Community School
- Completed: November 2000
Sturgeon Heights Feasibility Study for St. Albert Catholic Schools
- Completed: November 1999
Emergency Centre Expansion at University of Alberta Hospital
- Emergency department study
- ONPA completed a mini master plan to examine future development in this area of the site.
- Outcome: the recommended option to create a major addition on the hospitals east side, was approved.
- ONPA was ultimately awarded the commission to design the Emergency Centre Expansion and NMR Centre
- Study Completed: 1996
Feasibility Study for Whitecourt General Hospital, Whitecourt AB
- Feasiblity study to review options for significant renovations and additions to existing facility
- Subsequent to completion, we developed the design for a major renovation and addition project for the hospital
- Study completed: 1988
- Large complex project
- State of the art technology
- Multiple user groups
- New Medical/ Research Facility
- Classrooms
- Lecture theatres
- Student spaces
- Labs
- Phase 1: $165 million
- 67,454 m2
- Scheduled completion: 2006
Zeidler Centre, University of Alberta
- New Medical/ Research Facility for the Faculty of Medicine
- Administrative/ Faculty Offices
- Multiple user groups
- Signature building
- Clinics
- Classrooms
- IT/ Communication systems
- Green Building
- $7.2 million
- 3,300 m2
- Scheduled completion: Winter 2004
Nuclear Magnetic Resonance Imaging Research Facility, University of Alberta
- Renovation to Research facility
- Wet/ Animal Laboratory
- Dry Laboratory
- High Tech University Facility
- Equipment Driven Design Solution
- $2.68 million
- 800 m2
- Completed: 2001
Department of Human Ecology, University of Alberta
- Renovation to accommodate teaching, research and artifacts storage and repair for Human Ecology
- $3.7 million
- 3,670 m2
- Completed: 1998
Lecture Training Facility, Edmonton AB
- New Training Facility for CFB Edmonton
- Federal Project- Dry labs
- Computer simulation labs
- Lecture theatre (divisible)
- Administration spaces
- Student space
- Unique flexible military training facility
- Programme through Design Development as bridging consultant
- $10.6 million
- 12,000 m2
- Completed: Winter 1996
Grant MacEwan College- City Centre Campus
- Large complex project
- New Community College
- Classrooms (60)
- Large lecture theatres
- Student spaces
- Signature building
- $110 million
- 66,000 m2
- Completed: Fall 1993
Corbett Hall, University of Alberta
- Renovation and Addition to Education/ Research Facility
- Historical restoration of 1915 Heritage Building
- Conversion of the former Normal School to accommodate research, teaching
laboratory, faculty and student spaces
- Classrooms
- Research labs/ administration
- Large Lecture Theaters
- Multiple user groups
- Historic Building
- $9.4 million
- 10,000 m2
- Completed: Fall 1991
- This study updated the previous 5 Year Capital Plan in light of new enrolment data and updated 10 year enrolment projects.
- Update: 2003
10 Year Facility Plan for Fort Vermilion School Division
- 14 Facilities
- Completed December 1999
- Update: 2003
Capital Submission for Parkland School Division
- Queen Street Community School
- Completed: December 2000
Facilities Plan for Fort Vermilion School Division
- 13 Facilities
- Completed: May 1998
- Updated: May 1999
Facilities Plan for Parkland School Division,
- 21 Facilities
- Completed: October 1995
- Updated May: 1999
Capital Submission for St. Albert Protestant Schools
- Proposed Addition and Modernization of Elmer Gish School / Completed March 1998
- Innovation Funding Submission for Sturgeon Heights School / Completed February 1999
- BQRP Proposal for Ronald Harvey School / Completed May 1999
5-Year Capital Plan for St. Albert Protestant Schools
- 13 Facilities
- Completed: March 1998
Facilities Plan for Black Gold Regional Schools
- 23 Facilities
- Provides a background document fort the Division in prioritizing its facility needs for the next five years
- Provided Alberta Education with a tool with which to assess applications for funding capital projects
- Completed: June 1997
Capital Submissions for Black Gold Regional Schools
- Building evaluation, conceptual design report prepared for the proposed addition and modernization of an elementary school / Completed: June 1997
- Background support documentation and conceptual design report for a proposed new 9-12 high school / Completed: June 1997
- Critical Care Facility
- Provided analysis planning, feasibility options and costing for the redevelopment of Station 54 for medicine
- Detailed program for the redevelopment
- Study was expanded to include a review of future bed capacity
- Study completed: 1997
ICMBG/IHQ/ISIG SQN/IMPPL
- Completed programming and concept design on this DND building, (CFB Edmonton Headquarters Building) as bridging consultant
- Outcome: Project was completed within budget ($13 Million) ONPA oversaw the process to completion
- Completed: April 1997
Programming for Lecture Training Facility CFB Edmonton
- Completed programming and concept design for this DND building at CFB Edmonton, as bridging consultant
- Outcome: Project was completed within budget ($10 Million). ONPA oversaw the process to completion
- Completed: December 1996
Corbett Hall, University of Alberta Campus/Faculty of Rehabilitation Medicine
- Completed programming and concept design of the first phase of this $10 Million project.
- Outcome: Project was approved to proceed into design stages and was completed In 1991
Master Plan for Edmonton Maximum Institution, Edmonton AB
- Master plan and Programme, as well as Reception area for Correctional facility
- Public Works Canada & Correctional Services Canada
- Reception area project was abandoned for political reasons
- New reception unit and expansion project was budgeted at $20 million
- Study completed: 1986
- Renovation to Medical facility
- Administrative offices
- Clinics
- Interior Renovation project
- IT / Communication system
- Programme through completion
- $1 million
- Completed: 2004
Justice Canada- 20th, 22nd, 25th Floor TD Tower, Edmonton AB
- Renovations to existing office spaces
- Executive offices
- Open workstation areas
- Boardrooms
- Client meeting rooms
- Filing and storage spaces
- Privacy sound masking for interior offices, door and security hardware
- The data and communication system was upgraded and linked with other Justice
Canada remote branches
- The interior color scheme identity established for Justice Canada was continued
through the 3 floors
- Federal porject
- $866,000
- 36,000 m2
- Completed: 2003
Stonhouse Commercial Centre
- Two-story commercial centre
- Building façade forms street edge
- Professional offices and commercial services accommodated
- CBIP Design for sustainability
- $60,000
- 1800m2
- Completed: January 2002
Shark Tank/Hot Rocket Offices, St. Albert, Alberta
- Administrative Offices
- High Tech Upscale Interior Design
- $0.35 million
- 940 m2
- Completed: Spring 2002
CCRA Expansion 4th Floor Canada Place, Edmonton AB
- Renovation to Office building
- Space layout met space allotments as per government standards
- An interior color scheme was developed for each department
- Staffing areas
- Conference facilities
- Break out rooms
- Swing space for seasonal staff
- Multi-level lighting
- Green design elements
- Federal project
- $711,000
- 2,648 m2
- Completed: 2001
- New Medical/ Research Facility for the Faculty of Medicine
- Administrative/ Faculty Offices
- Multiple user groups
- Signature building
- Clinics
- Classrooms
- IT/ Communication systems
- Green Building
- $7.2 million
- 3,300 m2
- Scheduled completion: Winter 2004
Shark Tank/Hot Rocket Offices, St. Albert, Alberta
- Administrative Offices
- High Tech Upscale Interior Design
- $0.35 million
- 940 m2
- Completed: Spring 2002
Stonhouse Commercial Centre
- Two-story commercial centre
- Building façade forms street edge
- Professional offices and commercial services accommodated
- CBIP Design for sustainability
- $60,000
- 1800m2
- Completed: January 2002
Legal Commercial Community Centre
- New commercial/administrative facility addition to school
- An incubator for small commercial ventures
- Cost effective building shell
- Commercial Style Building
- $1.7 million
- Total building area is 3400 m2
- Commercial component is 2300 m2
- Administrative component is 1100m2
- Completed: Spring 2001
Kal-Tire Maintenance Shop
- New Maintenance Shop
- Completed: 2000
Red Feather Saloon, Dawson City Yukon
- Historical Reconstruction Project
- Design & Construction of Historically Correct Liquor Store
- Building design conform to its original dimension & exact configuration circa 1916 streetcar
- Reused historically significant medallions & special details
- $2.3 million
- 745 m2
- Completed: Fall 1993
Grant MacEwan College- City Centre Campus
- Large complex project
- New Community College
- Classrooms (60)
- Large lecture theatres
- Student spaces
- Signature building
- $110 million
- 66,000 m2
- Completed: Fall 1993
- Addition and Renovation to Leisure Facility
- Play pool area new ventilation system
- Pool Area dehumidifier replacement.
- Steam Room steam generator replacement.
- New Filtration System for Swimming Pool and Diving Tank
- New Mechanical Systems
- Replacement and upgrade of existing HVAC systems for Pool and Dressing Rooms.
- New HVAC system for the Addition and Lobby Area
- Administration wing
- $21 million
- Scheduled Completion: 2005
Grant MacEwan College- City Centre Campus
- Large complex project
- New Community College
- Classrooms (60)
- Large lecture theatres
- Student spaces
- Signature building
- $110 million
- 66,000 m2
- Completed: Fall 1993
Ironhead Golf & Country Club Clubhouse, Duffield AB
- New clubhouse facility
- For Paul Band Administration
- Two-storey complex housing golf pro, club manager
- Club storage and locker areas
- Food service facilities
- $543,000
- 583 m2
- Completed: 1990
- Addition and Renovation to Maintenance shop
- Concrete block construction
- Shop includes heavy equipment crane
- Explosive containment & Exhaust control
- Large industrial paint booth
- $1 million
- Completed: Fall 2001
Kal-Tire Maintenance Shop
- New Maintenance Shop
- Completed: 2000
Ryley Maintenace Building
- Addition and Renovation to Maintenance shop
- $544,000
- Completed: 1989
- Large complex project
- New Medical/ Research Facility
- State of the art technology
- Multiple user groups
- Classrooms
- Lecture theatres
- Student spaces
- Labs
- Phase 1: $165 million
- 67,454 m2
- Scheduled completion: 2006
Zeidler Centre, University of Alberta
- New Medical/ Research Facility for the Faculty of Medicine
- Administrative/ Faculty Offices
- Multiple user groups
- Signature building
- Clinics
- Classrooms
- IT/ Communication systems
- Green Building
- $7.2 million
- 3,300 m2
- Scheduled completion: Winter 2004
Nuclear Magnetic Resonance Imaging Research Facility, University of Alberta
- Renovation to Research facility
- Wet/ Animal Laboratory
- Dry Laboratory
- High Tech University Facility
- Equipment Driven Design Solution
- $2.68 million
- 800 m2
- Completed: 2001
Royal Alexandra Hospital Cathode Laboratory
- Renovation to Health facility laboratory
- Two laboratories with centralized control/ viewing area
- Fast Track Design method employed
- $500,000
- Completed: 1999
Department of Human Ecology, University of Alberta
- Renovation to accommodate teaching, research and artifacts storage and repair for Human Ecology
- Wet labs
- Dry labs
- Specialized classrooms
- Computer labs
- Specialized teaching labs
- Administration offices
- Student spaces
- Building support facilities
- $3.7 million
- 3,670 m2
- Completed: 1998
Canadian Food Inspection Agency, Red Deer AB
- Building retrofit and upgrade of Testing Facility
- Federal project
- Level 2 Bio Containment
- Secure reception area
- Secure meeting rooms
- Secure office support areas
- $250,000
- 715 m2
- Completed: Summer 1999
Corbett Hall, University of Alberta
- Renovation and Addition to Education/ Research Facility
- Historical restoration of 1915 Heritage Building
- Conversion of the former Normal School to accommodate research, teaching laboratory, faculty and student spaces
- Classrooms
- Research labs/ administration
- Large Lecture Theaters
- Multiple user groups
- Historic Building
- $9.4 million
- 10,000 m2
- Completed: Fall 1991
Syncrude Laboratory- Mildred Lake
- New Oilfield Laboratory and workshop
- Completed: 1974
- New Residence and Multi-Use Facility
- Gymnasium/ 2 Station
- Conference Rooms
- Music Rooms
- Main Floor Administration & Support Areas
- 420 Residency Rooms
- Guest Suites
- $20 million
- 18,570 m2
- Completed: Fall 2003
Dr. Turner Lodge
- Renovation to Senior Citizens Residence
- Alberta Public Works project
- Accommodates 85 ambulatory residents
- Major mechanical installation
- Space changes to create a more functional building
- $953,000
- 4,500 m2
- Completed: 1999
Single Living Quarters, CFB Edmonton
- New Military Residence building
- Department of National Defense
- Single soldier accommodations
- 450 rooms single and double occupancy
- 800 beds
- Large common area
- Telecommunication installations
- $18.0 million
- 22,000 m2
- Completed: 1997
Gadsoodaa Student Resident, Whitehorse Yukon
- New Student Residence
- 22 Bedrooms
- 3 Common Rooms
- Study Area
- Cafeteria / Kitchen
- 2 Offices
- 1 Suite For Special Guests
- Project hailed at all levels as an extremely successful product of interactive design
- $1,500.00
- 985 m2
- Completion: September 1990
Suncor Laboratory- Safety Building
- New Oilfield workshop
- $25,000
- Completed: 1988
- Redevelopment of Security Facility
- 424 beds
- Corrections Services Canada /Public Works Government Services Canada Project
- Federal project
- Vocational training/ Industrial shops
- $100 Million
- 27,000 m2
- Scheduled Completion: to be concluded
Edmonton International Airport (Joint Venture), Edmonton AB
- New construction and major addition to the Airport
- New parkade
- $113 million
- 49, 845 m2
- Completed: 2004
St. Albert RCMP Detachment, St. Albert AB
- New Police Facility
- Meets needs and functional requirements of RCMP
- Meets RCMP Property Management Building Standards
- Federal project
- Green Building
- Administration and training areas
- 911 Dispatch area
- Large work areas and Staff Support areas
- Cellblock (Male/ Female/ Young Offenders)
- Facilitates community use of a large central multipurpose meeting room
- $3.5 million
- 1,950 m2
- Completed: Spring 2002
Inuvik Female Young Offenders Facility, Inuvik NWT
- New Correctional facility
- Accommodates 10 open custody females and 5-9 in secure custody
- Program, visiting and recreation areas, central control all located in a secure perimeter
- Worked as subconsultant, providing security expertise
- $4.73 million
- Completed: 2002
Camrose Police Facility, Camrose AB
- New Police Facility
- Renovation and addition to former CFCW radio station
- Faciliates community use of large boardroom
- Administration and training areas
- Victims assistance facilities and offices
- Large work areas and Staff Support areas
- Cellblock (Male/ Female/ Young Offenders)
- Parking garage
- Found property storage areas
- $1.5 million
- 1,475 m2
- Completed: Summer 1999
Drumheller Institution, Drumheller AB
- New 120 Bed Living Unit
- Corrections Services Canada /Public Works Government Services Canada Project
- Federal project
- Heavy Medium Security Component
- Programs Area
- Energy Efficient Design
- Planned Within Compound in Operating Facility
- $5.5 million
- 2,488 m2
- Completed: 1998
Headingly Correctional Institution, Manitoba
- New Maximum Security Unit
- Sub-Consultants- Design only
- 80 Beds
- Master Plan
- Implemented Within Operating Facility
- $8.0 million
- 3,670 m2
- Completed: 1998
Regional Psychiatric Centre, Prairies, Saskatoon SK
- New 100 Bed Expansion to Correctional/ Psychiatric Facility
- Corrections Services Canada /Public Works Government Services Canada Project
- Federal project
- Maximum Security Component
- State of the art security systems
- Programs Area
- Large Mental Health Component
- Energy Efficient Design
- Environmental Objectives Achieved
- Integration into existing institution systems
- Constructed Within Compound in Operating Facility.
- $6.9 million
- 3,381 m2
- Completed: 1998
Food Services CFB
- New Food Services Complex for CFB Wainwright, AB
- Federal Project
- Flexible plan
- Designed to serve 2500 daily as a base population with increases to 15,000 at peak periods.
- Programming and full architectural services provided
- $10 million
- 7,000 m2
- Completed: Spring 1998
MSB Materials Supply Building
- New Warehouse for CFB Wainwright, AB
- Federal Project
- Large open spaces
- Industrial quality
- $10.8 million
- 14,528 m2
- Completed: Summer 1997
ICMBG HQ/ ISIGSSQN/ IMPPL, C.F.B. Edmonton Headquarters Building
- New Headquarters Building for CFB Edmonton
- Federal Project
- Large open workshop accommodates vehicle maintenance and communications technologies for 1CMBG Signals Squadron
- Flexible design
- Vehicle maintenance
- Communication technology
- Training & Work environment
- $12.9 million
- 13,000 m2
- Completed: Spring 1997
Lecture Training Facility, Edmonton AB
- New Training Facility for CFB Edmonton
- Federal Project
- Unique flexible military training facility
- Dry labs
- Computer simulation labs
- Lecture theatre (divisible)
- Administration spaces
- Student space
- Programme through Design Development as bridging consultant
- $10.6 million
- 12,000 m2
- Completed: Winter 1996
Federally Sentence Women Facility Edmonton, Alberta
- New 60 Bed Correctional Facility
- Corrections Services Canada /Public Works Government Services Canada Project
- Minimum, Medium and Maximum security
- Residential component (minimum security)
- Vocational training/ Industrial shops
- Large site development
- Community consultation
- State of the art security systems
- Campus development
- $6.25 million
- 4,700 m2
- Completed: 1995
West Division Police Station, Edmonton AB
- New Police Facility
- Community friendly facility
- 911 Dispatch area
- Cellblock (Male/ Female/ Young Offenders)
- Large work areas and Staff Support areas
- Administration and training areas
- Victims facilities, offices and soft interview areas
- Holding and hard interview areas
- Has become the model for subsequent projects
- Facilitates community use without compromising security
- Green building
- First building designed by the City of Edmonton since community policing has been developed
- $4.5 million
- 3,300 m2
- Completed: Summer 1994
St. Paul R.C.M.P. Subdivision Station
- New R.C.M.P. Facility
- Staff training area
- Adheres to strict R.C.M.P. requirements
- Pistol range
- Cellblock (Male/ Female/ Young Offenders)
- Large work areas and Staff Support areas
- Administration and training areas
- Soft interview areas
- Hard interview areas
- Designed to allow for future expansion
- $3.85 million
- 2,600 m2
- Completed: Fall 1992
Young Offenders facility, Whitehorse YK
- New Medium facility Correctional facility
- Accommodates 10 to 20 men and women
- Safe but open environment, promoting interaction between staff and young offenders
- Administration areas
- Living areas
- Dining areas
- Recreation areas
- Classroom for on site instruction
- $2.94 milliom
- 1,355 m2
- Completed: 1989
Fort Saskatchewan Correctional Centre, Fort Saskatchewan AB
- New Minimum security Correctional Facility
- Accommodates 350 male and female inmates
- Vocational training/ Industrial shops
- Received the 1988 Award of Excellence
- Received a Commendation for Design in 1987
- $49.5 million
- 32,323 m2
- Completed: Summer 1988
Grande Cache Correctional Centre, Grande Cache AB
- New Medium security Correctional Facility
- Accommodates 200 inmates
- Vocational training/ Industrial shops
- Received a Commendation for Design in 1985
- $38 million
- 27,000 m2
- Completed: Summer 1985
Edmonton Remand Centre, Edmonton AB
- New Correctional facility
- Alberta Solicitor General and Alberta Public Works
- Six Storey tower
- Accommodates 300 men and 48 women
- Maximum, Medium, Minimum security
- Reception assessment units in tower and overnight detention dormitories at lower levels increase accommodations for up to 500 detainees
- Infirmary and psychiatric observation units
- Cited for excellence by American Correctional Association and American Institute of Architects (1981)
- Selected for Exhibitions (1981)
- Cited for excellence by City of Edmonton (1980)
- $13.9 million
- 17,500 m2
- Completed: 1979
- Coordinating consultant
- Participated in this comprehensive process as one of three coordinating consultants
- Involved coordinating the work of approximately 9 architectural firms in the evaluation of over 11 post secondary facilities in Edmonton and Northern Alberta
- Included Grant MacEwan Community College City: Centre Campus, Millwoods Campus, Jasper Place Campus; University of Alberta: Extension Centre, Corbett Hall, Clinical Sciences, Central Academics and Fine Arts Buildings
Provincial K-12 Facility Audit 2000
- Participated in this comprehensive process as one of the three coordinating consultants
- Coordinated the work of approximately 20 architectural firms in the evaluation of over 500 school facilities in Edmonton and Northern Alberta
- Included Dr. Folkins Community School, MacKenzie River School, Hythe Regional Junior High School
- New Medical/ Research Facility for the Faculty of Medicine
- Administrative/ Faculty Offices
- Multiple user groups
- Signature building
- Clinics
- Classrooms
- IT/ Communication systems
- Green Building
- $7.2 million
- 3,300 m2
- Scheduled completion: Winter 2004
Clearwater School, Fort McMurray AB
- Conversion of Elementary School to School Division Offices
- $1.24 million
- Completed: Summer 1996
Edmonton Cardiology Clinic
- Renovation to Medical facility
- Administrative offices
- Clinics
- Interior Renovation project
- IT / Communication system
- Programme through completion
- $1 million
- Completed: 2004
Justice Canada- 20th, 22nd, 25th Floor TD Tower, Edmonton AB
- Renovations to existing office spaces
- Executive offices
- Open workstation areas
- Boardrooms
- Client meeting rooms
- Filing and storage spaces
- Privacy sound masking for interior offices, door and security hardware
- The data and communication system was upgraded and linked with other Justice
Canada remote branches
- The interior color scheme identity established for Justice Canada was continued
through the 3 floors
- Federal porject
- $866,000
- 36,000 m2
- Completed: 2003
Legal Commercial Community Centre
- New commercial/administrative facility addition to school
- An incubator for small commercial ventures
- Cost effective building shell
- Commercial Style Building
- $1.7 million
- Total building area is 3400 m2
- Commercial component is 2300 m2
- Administrative component is 1100m2
- Completed: Spring 2001
CCRA Expansion 4th Floor Canada Place, Edmonton AB
- Renovation to Office building
- Space layout met space allotments as per government standards
- An interior color scheme was developed for each department
- Staffing areas
- Conference facilities
- Break out rooms
- Swing space for seasonal staff
- Multi-level lighting
- Green design elements
- Federal project
- $711,000
- 2,648 m2
- Completed: 2001
Canadian Food Inspection Agency, Red Deer AB
- Building retrofit and upgrade of Testing Facility
- Federal project
- Level 2 Bio Containment
- Secure reception area
- Secure meeting rooms
- Secure office support areas
- $250,000
- 715 m2
- Completed: Summer 1999
Canadian Food Inspection Agency, Red Deer AB
- Building retrofit and upgrade of Testing Facility
- Federal project
- Level 2 Bio Containment
- Secure reception area
- Secure meeting rooms
- Secure office support areas
- $250,000
- 715 m2
- Completed: Summer 1999
ICMBG HQ/ ISIGSSQN/ IMPPL, C.F.B. Edmonton Headquarters Building at CFB
- New Headquarters Building for CFB Edmonton
- Federal Project
- Large open workshop accommodates vehicle maintenance and communications technologies for 1CMBG Signals Squadron
- Flexible design
- Vehicle maintenance
- Communication technology
- Training & Work environment
- $12.9 million
- 13,000 m2
- Completed: Spring 1997
Grant MacEwan College- City Centre Campus
- Large complex project
- New Community College
- Classrooms (60)
- Large lecture theatres
- Student spaces
- Signature building
- $110 million
- 66,000 m2
- Completed: Fall 1993
- New construction and major addition to the Airport
- New parkade
- Developed phasing plans for project implementation
- $113 million
- 49, 845 m2
- Completed: 2004
Edmonton International Airport Parkade, Edmonton AB
- New parkade for the new redeveloped airport terminal building
- Accommodates 1800 cars
- Compliments the design of the new terminal expansion
- Allows light through the centre and thus allows the new terminal to read through the parkade itself
- Facilitates easy orientation to the north and south of the lightwell
- Safety and convenience of the public users with consideration for movement of large volumes of luggage
- Includes several connecting links to terminal building
- Functionality and maximum flexibility through use of clear spans
- $15 million
- Completed: 2004
Edmonton Waste Management Centre
- New Waste Management Facility
- Centre for operations for recycling and waste management components
- Shop includes heavy equipment crane, welding, sheet metal cutting and shaping
- Central operations location
- Administration hub for services and GM offices for City Departments
- CBIP design for energy efficiency
- All Designed for maximum durability
- $2.2 million
- 2,350 m2
- Completed: 2001
EPCOR Paint Shop
- Addition and Renovation to Maintenance shop
- Concrete block construction
- Shop includes heavy equipment crane
- Explosive containment & Exhaust control
- Large industrial paint booth
- $1 million
- Completed: Fall 2001
Jasper Train Station Restoration, Jasper Alberta
- Historical restoration of 1925 Heritage Building
- Federal Project
- Complete retrofit of all interior spaces
- Code upgrades to ensure long-term use and sustainability of the facility
- Upgraded structurally to permit larger spaces for the current needs of the users
- $1.85 million
- 2,384 m2
- Completed: Fall 1996
University of Alberta Hospital- East Parkade
- New Parkade
- Accommodates 1200 cars
- Complements the design of the University of Alberta Hospital
- Safety of staff with high levels of unobstructed visibility
- Complements the scale of the street and adjacent neighbourhood
- Involved a significant and meaningful community consultation process
- Includes a plus 15 connecting link to the hospital
- Combined staff and public use with multiple controlled exits
- Durable and low maintenance
- $7.0 million
- Completed: 1988
- Currently leading the preliminary facility planning stage (Master Plan component) for redevelopment of the existing Regina Correctional Centre
- This study is considering options for upgrading or developing the existing provincial institution
- Completed: 2003
Regional Study for Conseil Scolaire Centre-Est No.3
- Review of two school facilities in need of modernization and/or replacement, including a physical and educational program assessment and enrolment projections.
- Completed: 2002
Facilities Master Plan for St. Paul Education Regional Division No. 1
- 15 Facilities
- Completed: March 1999
Master Plan for Fort McMurray School Division
- 11 Facilities
- Master plan includes an educational plan for the district, and
detailed mechanical and electrical evaluations
- Educational plan included instructional plan, school operation plan, district technology integration plan
- Development and evaluation of alternative facility solutions and plans
- Drafted Facility Planning Policy
- Completed: May 1998
Regeneration of Four Regional Care Centres at Battleford, Swift Current, Melfort and Weyburn, for Saskatchewan Health
- This project encompassed four Regional Care Centres (long term care) with a combined total of approximately 560 beds
- The Master Planning entailed an extensive review of demographics, programs and service, a review of other related facilities in the four areas including functional analyses, preliminary programming and site analysis.
- Included a feasibility study and a strategic plan
- Outcome: Recommendations for all four facilities were implemented. One facility was abandoned and replaced, two were expanded and renovated. The fourth was relatively unchanged
- Study Completed: 1997
Grey Nuns and Misercordia Redevelopment Program
- Preliminary Masterplan for Conversion of community Health Care facilities
- Part of team who provided preliminary analysis of space use and options for redevelopment and costing of same further to reorganization of health services
- Study completed: 1996
New Police Facility Camrose/Preliminary Concept Design Study
- Master Plan and Concept Design Study
- Included a review of the potential to expand the existing, (not feasible) the potential to purchase the now abandoned CFCW radio station and renovate to suit and the potential to build a new facility.
- Assessment component included structural, mechanical, electrical systems
- Outcome: In accordance with the recommendations of the study, renovation and addition of the existing CFCW building was pursued
- Completed: 1996
Master Plan for Edmonton Maximum Institution, Edmonton AB
- Master plan and Programme, as well as Reception area for Correctional facility
- Public Works Canada & Correctional Services Canada
- Reception area project was abandoned for political reasons
- New reception unit and expansion project was budgeted at $20 million
- Study completed: 1986
- Review of the effects of portable removals and permanent classroom additions following the 10 year plan on school and division utilization
- Updated annually according to September enrollments
- Update: 2003
BQRP Plan 1997 2001 for Fort Vermilion School Division
- The current study includes BQRP packages and assisting with a capital submission for a new school
- Completed February 1997
- Updated annually
Fort McMurray RCMP Facility Assessment
- Master Plan study
- Analysis of the existing RCMP facility as well as potential sites and their associated infrastructure
- Included structural, mechanical and electrical systems review
- Outcome: The study contributed to information required by the RCMP to make a decision on their future facility needs
- Study Completed: August 1999.
Parkland School Division Administration Facility Study
- 21 facilities
- Issues of overcrowding in some facilities and under utilization in others
- Recommendations for new construction were implemented
- Completed: 1997
Building Quality Restoration Plan Study for Buffalo Trail Regional Division No. 28
- Included individual facility assessments for each of the school facilities in the clients school divisions
- Resulted in a prioritized list of needs and subsequent recommendations for funding applications to Alberta Education that were implemented between 1996-2000
- Completed: October 1996
Third-Party Information Liability Disclaimer
Some of the information on this Web page has been provided by external sources. The Government of Canada is not responsible for the accuracy, reliability or currency of the information supplied by external sources. Users wishing to rely upon this information should consult directly with the source of the information. Content provided by external sources is not subject to official languages, privacy and accessibility requirements.
Contacts
Contact information
Description
Company description
Products, services and licensing
Product / Service / Licensing
- Large complex project
- New Medical/ Research Facility
- State of the art technology
- Multiple user groups
- Classrooms
- Lecture theatres
- Student spaces
- Labs
- Phase 1: $165 million
- 67,454 m2
- Scheduled completion: 2006
Royal Alexandra Hospital Ambulatory Care
- Major new addition with many renovations to Health Care facility
- Clinics
- Complex project
- Multiple user groups
- Multiple phases
- Interior architecture
- Interior planning
- IT / Communication systems
- Revised programme and PSC through completion
- Operating facility
- $40 million
- 12,500 m2
- Scheduled completion: Summer 2005
Zeidler Centre, University of Alberta
- New Medical/ Research Facility for the Faculty of Medicine
- Administrative/ Faculty Offices
- Multiple user groups
- Signature building
- Clinics
- Classrooms
- IT/ Communication systems
- Green Building
- $7.2 million
- 3,300 m2
- Scheduled completion: Winter 2004
Edmonton Cardiology Clinic
- Renovation to Medical facility
- Administrative offices
- Clinics
- Interior Renovation project
- IT / Communication system
- Programme through completion
- $1 million
- Completed: 2004
Royal Alexandra Hospital Child Mental Health Unit
- Mental health facility
- Offices / clinics
- Classrooms
- Interior planning
- Interior design
- IT / Communication systems
- Security systems
- Programme through completion
- Occupied Faulity
- Tight Schedule
- $2 million
- 2,100 m2
- Completed: Fall 2003
Royal Alexandra Hospital Outpatients Clinic
- Clinics
- Interior planning
- Interior architecture project
- Medical facility
- IT / Communication systems
- Programme through completion
- $1.3 million
- Completed: 2003
Millard Centre for Workers Compensation Board
- New Rehabilitation facility
- Large Site Development
- Clinics
- Large administrative offices
- Modular offices
- Classroom facilities
- Therapy Gym
- Therapy Pool
- Public Cafeteria
- IT / Communication systems
- Significant security systems
- Programme adaptation through completion
- Full architectural services including space planning and interior design
- $15.6 million
- 11,000 m2
- Completed: Spring 2002
Royal Alexandra Hospital Psychiatry Crisis Unit
- Mental health facility
- Offices / clinics
- Classrooms
- Interior planning
- Interior design
- IT / Communication systems
- Security systems
- Programme through completion
- $0.35 million
- Completed: Summer 2001
Emergency Centre, U of A Hospital
- Major addition to Health facility on complex site
- Significant site & traffic issues
- Multiple user groups
- $17.5 million
- 6,000 m2
- Completed: Summer 2000
Alberta Hospital Edmonton- Building 8 & 10,
- Renovation and Relocation of Health Care Facility
- Adjacent to or within occupied areas
- Acoustic issues
- Accelerated schedule
- $370,000
- Completed: 1999
Royal Alexandra Hospital Cath Laboratory
- Renovation to Health facility laboratory
- Two laboratories with centralized control/ viewing area
- Fast Track Design method employed
- $500,000
- Completed: 1999
Royal Alexandra Hospital Inpatient/Outpatient Relocation
- Mental health facility
- Offices / clinics
- Classrooms
- Interior planning
- Interior design
- IT / Communication systems
- Security systems
- Programme through completion
- $1.6 million
- 3,166 m2
- Completed: Spring 1996
Alberta Hospital Edmonton Redevelopment, Edmonton AB
- New 3-storey redevelopment
- 220 beds for acute and rehabilitation psychiatric patients
- Large OT department
- $33 million
- 20, 605 m2
- Project on hold as of August 1994
St. Josephs Auxiliary Hospital, Edmonton AB
- New 3-storey long term Care Facility
- Large Health Care Facility
- 200 beds
- Rehabilitation day hospital
- $21.6 million
- 15,062 m2
- Completed: Fall 1993
Corbett Hall, University of Alberta
- Renovation and Addition to Education/ Research Facility
- Historical restoration of 1915 Heritage Building
- Conversion of the former Normal School to accommodate research, teaching
laboratory, faculty and student spaces
- Classrooms
- Research labs/ administration
- Large Lecture Theaters
- Multiple user groups
- Historic Building
- $9.4 million
- 10,000 m2
- Completed: Fall 1991
St. Marys Hospital, Camrose AB
- New Acute Care Hospital
- Large Health Care Facility
- 117 beds
- Large rehabilitation component
- Wet labs
- Dry labs
- Complex equipment co-ordination
- Administration offices
- Pharmacy
- Multiple user groups
- Food services
- Public spaces
- $15.9 million
- 10,050 m2
- Completed: Spring 1989
Mineral Springs Hospital, Banff AB
- New Acute/ Long term Care Facility
- Large Health Care Facility
- Rehabilitation component
- Wet labs
- Dry labs
- Complex equipment co-ordination
- Administration offices
- Pharmacy
- Multiple user groups
- Food services
- Public spaces
- $11.6 million
- 5,400 m2
- Completed: Summer 1987
Walter C. Mackenzie Health Sciences Centre
- New Health Care Facility
- Major Construction project
- University of Alberta Hospital site knowledge and experience
- Research Space
- Wet labs
- Dry labs
- Teaching hospital
- Multiple user groups
- Pharmacy
- Food services
- Commercial Space
- $300 million
- Completed: 1986
Hythe Hospital and Nursing Home, Hythe AB
- New health care facility
- Ten active treatment beds
- 25 Nursing home beds
- $5.0 million
- 3,000 m2
- Completed: 1984
William J. Cadzow Hospital, Lac La Biche AB
- New Acute Care/ Long Term Care Facility
- 120 beds
- Rehabilitation component
- $16 million
- 8,484 m2
- Completed: Fall 1984
- New Elementary School
- Major building for the community
- Replacement Facility
- Centralized Library
- Zoned to Facilitate community access
- Two station Gymnasium
- Phased project addresses existing operational school
- $6.8 million
- 2,777 m2
- Scheduled Completion: 2005
New Spruce Grove School, Spruce Grove AB
- New K-9 School facility
- Career Technology Studies component
- $9.0 million
- Scheduled Completion: 2005
Ecole Voyager School, Cold Lake AB
- New K-12 French Immersion School
- 16 elementary classrooms with shared Study Rooms and Learning Studio
- ECS classroom with kitchen and washroom
- Two station Gymnasium
- Central Library
- Central Gathering / Assembly area converts to Cafeteria or Theatre space
- Career Technologies Studies, woodworking, light Mechanics, Graphic Arts
- Zoned to facilitate community access
- Separate entrances to zones
- Information / Computer Services
- $7.4 million
- 3,995 m2
- Scheduled Completion: To be concluded
Holy Spirit School, Edmonton AB
- New Elementary School
- Complexly shaped and sloping site
- Flagship for the board
- Focus on Gathering, Library, and Computer Labs
- Creation of new Gathering Space and breakout teaching areas
- Open structure
- Low maintenance
- Sensitive to LEED criteria
- Materials used to reflect sustainable/ green building principles
- $4.5 million
- 2,681 m2
- Scheduled Completion: Winter 2004
Oscar Romero High School, Edmonton AB
- New High School
- 750 Student Capacity
- Drama and Music Spaces
- Learning Resource Centre
- Career Technologies Studies Wing
- Fine Arts Area
- Gymnasium / 2 Station
- $11,000,000.00
- 7330 m2
- Scheduled Completion: Fall 2004
John Paul II School, Spruce Grove AB
- Addition and Renovation to K-8 School
- Work completed while operating
- Creation of new Gathering Space and breakout teaching areas
- Durable materials, colorful, cultural identity
- Natural light and ventilation
- Addition of administration spaces and replacement of 6 portables
- Solve maintenance problems and mitigate vandalism
- $4.03 million
- 2.841 m2
- Scheduled Completion: 2004
Blessed Sacrament K-12 School, Wainwright AB
- New K - 12 Catholic School
- 789 Students
- Hi-tech replacement following destruction by fire
- All Classrooms have ample Natural Light & Ventilation
- Career Technology Studies component
- Durable materials low maintenance
- Green Building
- Modernization to Gymnasium (Damaged in fire)
- $8,500,000.00
- 6,916 m2 (includes 1200 m2 Gymnasium)
- Completed: Winter 2003
St. Thomas Aquinas High School
- Addition & Renovation to High School
- 675 students
- Major Career Technology Studies addition
- Addition to Gym, Cafeteria, Teaching Spaces
- Steel construction shop/studio like space
- Large volumes with controlled natural light
- Durable materials, colorful, cultural identity
- Work completed while operating
- $3.3 million
- 8,464 m2
- Completed: Fall 2003
Ecole La Mission School, St. Albert AB
- New K - 9 Catholic School
- Centre Hall radiates curving corridors with Special Spaces for reflection & teaching
- Special breakout teaching areas
- Career Technology Studies component
- Open structure
- Low maintenance
- 250 Students
- Complex community issues
- $2,929,000.00
- 2266 m2
- Completed: Fall 2003
St Joseph School, Spruce Grove AB
- Addition and Renovation to K-4 School
- Work completed while operating
- Complete building and mechanical systems upgrades
- Program expansion and upgrades to staff and office areas
- Durable materials, colorful, cultural identity
- Natural light and ventilation
- Solve maintenance problems and mitigate vandalism
- $3.5 million
- 3,888 m2
- Completed: Fall 2003
New Sarepta Elementary School, New Sarepta AB
- Addition and Renovation to Elementary School
- Four classroom addition
- Learning studio
- Washrooms
- Mechanical room
- Gym storage
- Office addition
- Upgrade of mechanical and electrical systems
- Upgrade of kitchen area, existing washrooms, custodial areas
- $1.8 million
- Completed: 2003
George P. Nicolson Elementary School
- New Elementary School
- 2 storey section for Capital Health and YMCA daycare and after school programme
- 550 Students
- Administration Area & Support Areas
- 18 Classrooms / Grouped in Clusters With Shared
- Independent Study Area
- 3 Learning Studios
- Music Room
- Learning Resource Centre/ Central Quiet Location
- Gymnasium / 2 Station
- $7.8 million
- 4646 m2
- Completed: Fall 2002
Grandview Heights School, Edmonton AB
- Addition and Renovation to K-9 School
- Extensive mechanical and electrical upgrades
- Career Technologies Studies component
- Mold and asbestos mitigation and abatement
- $1.5 million
- 2,619 m2
- Completed: Fall 2002
Whitefish Lake K-12 School, Atikameg, Alberta
- New K-12 Replacement Facility
- Major building for the community
- Central gathering / Assembly area
- Central Library
- Centralized Learning Studios
- Computer rooms
- Cafeteria/ Concession
- Culture reflected in architecture
- Zoned to facilitate community access
- Two station Gymnasium
- Large Site development area
- All new infrastructure
- Separate entrances to zones
- Separate play areas for different play areas for different age groups
- Shop / Career Technologies Studies areas
- $8.75 million
- 3.975 m2
- Completed: Fall 2001
Dr. Folkins Community School, Chauvin AB
- Major addition of four new classrooms and modernization of various parts of existing K-12 School
- $3.2 million
- Completed: Fall 2000
High Level School
- New Middle School
- Designed to accommodate school capacity of 450 with future capacity of 975
-Two classroom clusters with potential to add two more clusters
- Community sized gymnasium
- Space for community kitchen
- Ability to expand library/resource centre when school expands
- Purpose designed music room
- Purpose designed Career Technologies Studies foods lab canteen which can also serve evening use and/or outdoor community functions
- On-site safe student drop-off and pick-up for school buses
- Ample school and community use parking
- $5,5 million
- 3915 m2
- Completed : August 2000
Vimy Ridge Academy, Edmonton AB
- Modernization to 7-12 School
- Development of two 30-station computer classrooms
- Data network
- Selective refinishing of entrance corridor
- Development of a climbing wall in one gymnasium
- $600,000
- Completed: Fall 2000
Glendale School, Edmonton AB
- Modernization and code upgrades to Junior High School
- Exterior finishes and reroofing
- $1 million
- 2,600 m2
- Completed: Fall 1998
Peace River School, Peace River AB
- Modernization to High School
- Partial modernization of second floor
- Handicapped elevator
- Renovations at main entrance
- Replacement of heating system
- $812,000
- Completed: Fall 1998
Kennedy School, Grimshaw AB
- Addition and Modernization to Elementary School
- Addition of 4 Portable Classrooms,
- Addition and Modernization to Gymnasium
- Portable Classroom Relocation and Addition
- $2.5 million (total cost of projects)
- Projects implemented between 1980 and 1995
Dawson Elementary School, Dawson YK
- New Elementary School
- 8 classrooms
- Gymnasium
- Administrative areas
- Exterior design is compatible with neighboring historic buildings
- $4.1 million
- 2,323 m2
- Completed : 1998
Fort McMurray Composite High School
- Addition and Renovation to existing High School
- Administrative Offices
- Conversion of existing industrial arts space into a band room and associated practice rooms
- Career Technologies Studies component
- $1.01 million
- Completed: 1998
Glendale School, Edmonton AB
- Addition and Modernization to Junior High School
- Major functional changes
- Mechanical upgrades
- Modernization to building exterior
- $1.01 million
- 2,600 m2
- Completed: 1998
Porter Creek Secondary School, Whitehorse Yukon
- Major addition and renovation to High School
- New Gymnasium
- Career Technology Studies component
- $6.9 million
- Completed: Winter 1997
St. Josephs School, Lloydminster AB
- Addition to K-6 School
- Eight portable classrooms
- Phased construction
- $944,000
- Completed: Winter 1997
Florence MacDougall School, High Level AB
- Addition and Modernization to Middle School
- Six classroom portable addition
- $785,000
- Completed: Fall 1997
Rainbow Lake School, Rainbow Lake AB
- Addition and Modernization to K-12 School
- Four classroom addition
- $950,000
- Completed: Fall 1997
Centre Communitaire Scholaire Boreal, Fort McMurray AB
- Addition and Renovation to existing School
- Accommodation for community use Space
- $870,000
- Completed: Summer 1997
Dr. Karl A. Clark School, Fort Mc Murray AB
- Addition and Renovation of Elementary School
- Three classrooms
- Modernization of library area
- $757,000
- Completed: Summer 1997
High Level School, High Level AB
- Renovation to Commercial Kitchen in 7-12 School
- Design only
- $4,000
- Completed: 1996
St. Francis Xavier High School, Edmonton AB
- Addition and Modernization to High School
- Modernization of administration areas and art room facilities
- Addition of a new central courtyard enclosure
- $1.25 million
- Completed : 1996
Tofield School Phase III, Tofield AB
- Modernization to 5-12 School
- Career Technology Studies component
- $1.5 million
- Completed: 1996
Ecole Coloniale Estates School
- New French Immersion Middle School
- 14 Classrooms / Grouped in 2 Clusters each with Central main Studio for Individual & Group Study
- Music Room / Features exposed structure
- Learning Resource Centre Central location
- Career Technology Studies component
- Multi-Purpose / Student Activity Area
- Gymnasium / 3 stations
- $3.9 million
- 3,567 m2
- Completed: Fall 1995
Ryley School Modernization, Ryley AB
- Modernization to K-12 School
- Total modernization of the entire facility including an upgrade of the exterior
- $770,000
- Completed: 1995
Marwayne School, Marwayne AB
- Addition and Modernization to K-12 School
- Complexities associated with the project involved phased construction of new facilities together with renovation of existing facilites (i.e. gymnasium)
- School continued operating while work was in progress
- $3.8 million
- 935 m2 New; 3900 m2 Modernized
- Completed: 1994
Provost School, Provost AB
- Addition and Modernization to K-12 school
- Career Technology Studies component
- $550,000
- Completed: 1993
Acme School, Acme AB
- Addition and Modernization to K-12 School
- Phased project
- Significant interior and exterior upgrading
- New mechanical and electrical systems
- Continued operation of school while work was in progress
- $2.2 million
- Completed :1993
Viking School, Viking AB
- Modernization to K-12 School
- Total modernization of entire facility including upgrade of the exterior
- $1.6 million
- 5,356 m2
- Completed: 1993
Bishop Greschuk Catholic Elementary School, Edmonton AB
- New Elementary School
- 10 general Classrooms & 2 ECS Classrooms
- 12 Classrooms are organized in 3 pods of 4
- A Cozy Corner in each classroom
- Music Room
- Learning Resource
- $3.5 million
- 3,240 m2
- Completed: Summer 1992
S. Bruce Smith Junior High School
- New Junior High School
- 18 classrooms
- Shared independent study areas
- Music and Drama facilities
- Library/ Resource/ Computer areas
- Career Technology Studies component
- Gymnasium/ 2 station
- Large activity/ lunch area
- Administration and staff facilities
- Extensive input of students, educators and community throughout the project
- One of the most successful projects of its kind by Edmonton Public Schools
- $7.25 million
- 5,000 m2
- Completed: Winter 1991
Daysland School
- Addition and Renovation to K-12 School
- Upgrade to the exterior
- Career Technology Studies component
- $3.2 million
- 4,170 m2
- Completed: 1991
Robert Service School, Dawson City YK
- New K-12 School
- Career Technology Studies component
- $7.5 million
- Completed: 1989
Brick Elementary School, Ponoka Alberta
- Restoration of a Heritage School in a remote community
- Facility was retained and the building envelope/ mechanical/ electrical/ safety systems upgraded to suit the new function of the facility
- $1.04 million
- 2,332 m2
- Completed: 1987
Ponoka Upper Elementary School, Ponoka AB
- Modernization of 1927 Elementary school
- Removal of interior finishes and partitions
- Complete restoration of exterior
- Vestibules added at all major entrances
- Mechanical and electrical systems replaced
- Won the Design Award of Merit by the Council of Educational Facilities (1987)
- $1.2 million
- 2,670 m2
- Completed: 1987
Rendell Park School, Lloydminister AB
- New Elementary school
- 14 classrooms
- Accommodates special needs
- Houses community based programs (i.e. health clinic)
- Diverse groups of users
- Design Award of Merit (1987)
- $3.47 million
- 3,543 m2
- Completed: 1987
Father Perin School, Janvier AB
- New K-9 School
- Worked closely with the advisory committee for the school
- Facility planned to double in size when enrollements increased. Original configuration was that of a circle
- $3.0 million
- 1,900 m2
- Completed: 1986
Heart Lake School
- New Elementary School
- School for Heart Lake Band Reserve
- 4 Classrooms and a Kindergarten designed in a teepee configuration
- At the request of the band, the local community participated in the construction process
- $600,000
- 612 m2
- Completed: Summer 1984
Watson Lake Elementary School, Watson Lake YK
- Addition and Alteration to Elementary School
- Career Technology Studies component
- Completed: 1978
- New Garage
- $1.4 million
- Completed: 2002
Sanjel- Slave Lake
- New oilfield service and maintenance
- $2.5 million
- Completed: 2001
Edmonton Waste Management Centre
- New Waste Management Facility
- Centre for operations for recycling and waste management components
- Shop includes heavy equipment crane, welding, sheet metal cutting and shaping
- Central operations location
- Administration hub for services and GM offices for City Departments
- CBIP design for energy efficiency
- All Designed for maximum durability
- $2.2 million
- 2,350 m2
- Completed: 2001
EPCOR Paint Shop
- Addition and Renovation to Maintenance shop
- Concrete block construction
- Shop includes heavy equipment crane
- Explosive containment & Exhaust control
- Large industrial paint booth
- $1 million
- Completed: Fall 2001
Kal-Tire Maintenance Shop
- New Maintenance Shop
- Completed: 2000
Food Services CFB
- New Food Services Complex for CFB Wainwright, AB
- Federal Project
- Flexible plan
- Designed to serve 2500 daily as a base population with increases to 15,000 at peak periods.
- Programming and full architectural services provided
- $10 million
- 7,000 m2
- Completed: Spring 1998
MSB Materials Supply Building
- New Warehouse for CFB Wainwright, AB
- Federal Project
- Large open spaces
- Industrial quality
- $10.8 million
- 14,528 m2
- Completed: Summer 1997
ICMBG HQ/ ISIGSSQN/ IMPPL, C.F.B. Edmonton Headquarters Building at CFB
- New Headquarters Building for CFB Edmonton
- Federal Project
- Large open workshop accommodates vehicle maintenance and communications technologies for 1CMBG Signals Squadron
- Flexible design
- Vehicle maintenance
- Communication technology
- Training & Work environment
- $12.9 million
- 13,000 m2
- Completed: Spring 1997
Central Workshop Parts Warehouse
- Renovation and Addition to workshop and warehouse
- Four Overhead Doors and Three Bay Addition
- $982,000
- Completed: 1989
Ryley Maintenace Building
- Addition and Renovation to Maintenance shop
- $544,000
- Completed: 1989
Suncor Laboratory- Safety Building
- New Oilfield workshop
- $25,000
- Completed: 1988
Syncrude Extraction Plant at Mildred Lake
- New Oilfield Plant and shop
- 92,903 m2
- Completed: 1977
Great Canadian Oil Sands (G.C.O.S.) - Lab and Safety Building, Fort McMurray
- New Oilfield workshop
- Included Laboratory and Safety issues
- Completed: 1977
Syncrude Laboratory- Mildred Lake
- New Oilfield Laboratory and workshop
- Completed: 1974
Food Production Centre for Capital Health, Edmonton AB
- New Food Production Centre constructed on Fast Track basis
- Serves all facets of food Preparation
- Large scale food processing and distribution
- Consistent process control
- Extensive cold room and freezer storage areas
- Large production kitchen equipped with state of the art processing equipment
- A highly contained, clean environment where prevention of cross contamination and protection of patient and staff wellness are of significant concern.
- Processes are designed for efficiency and safety. Delivery routes are clearly segregated from routes where garbage or containment materials are transported.
- The highest standards of cleanliness and capability of wash down is achieved.
- Meets stringent criteria requirements for Food Production facilities
- $3.2 million
- 1,994 m2
- Completed: 2002
(Food services)
Food Services CFB
- New Food Services Complex for CFB Wainwright, AB
- Federal Project
- Very complex large scale food processing and quality control testing facility
- Large Institutional Kitchen
- Warehouse/ storage areas
- Indoor/ Outdoor Dining area
- Loading docks
- Workshops/ Storage area
- Telecommunication installation
- Office/ Administration/ Storage areas
- Flexible plan
- Designed to serve 2500 daily as a base population with increases to 15,000 at peak periods.
- Programming and full architectural services provided
- $10 million
- 7,000 m2
- Completed: Spring 1998
(Food services & Theater)
Grant MacEwan College- City Centre Campus
- Large complex project
- New Community College
- Classrooms (60)
- Large lecture theatres
- Student spaces
- Signature building
- $110 million
- 66,000 m2
- Completed: Fall 1993
- This concept study involves examining the potential options for expansion of the current downtown headquarters
- Completed: 2003
New Teaching and Learning Centre for the University of Alberta and Capital Health
- Preliminary needs assessment, concept design and costing of a project to be developed jointly by UA and CH.
- The ultimate needs have been projected at approximately $240 million
- This project is now a high priority for UA and CH who have approached Government for approval to proceed with detailed planning
- Completed: 2001
Conceptual Study for St. Paul Education Regional Division No. 1
- Two Hills Schools Study
- Completed: January 2001
Portables Study for Parkland School Division
- 17 Facilities
- Completed June: 2001
Conceptual Study for Aspen View Regional Division
- 18 Facilities
- Completed April: 2001
Conceptual Development Submission for Fort Vermilion School Division
- La Crete Public School / Buffalo Head Prairie Community School
- Completed: November 2000
Sturgeon Heights Feasibility Study for St. Albert Catholic Schools
- Completed: November 1999
Emergency Centre Expansion at University of Alberta Hospital
- Emergency department study
- ONPA completed a mini master plan to examine future development in this area of the site.
- Outcome: the recommended option to create a major addition on the hospitals east side, was approved.
- ONPA was ultimately awarded the commission to design the Emergency Centre Expansion and NMR Centre
- Study Completed: 1996
Feasibility Study for Whitecourt General Hospital, Whitecourt AB
- Feasiblity study to review options for significant renovations and additions to existing facility
- Subsequent to completion, we developed the design for a major renovation and addition project for the hospital
- Study completed: 1988
- Large complex project
- State of the art technology
- Multiple user groups
- New Medical/ Research Facility
- Classrooms
- Lecture theatres
- Student spaces
- Labs
- Phase 1: $165 million
- 67,454 m2
- Scheduled completion: 2006
Zeidler Centre, University of Alberta
- New Medical/ Research Facility for the Faculty of Medicine
- Administrative/ Faculty Offices
- Multiple user groups
- Signature building
- Clinics
- Classrooms
- IT/ Communication systems
- Green Building
- $7.2 million
- 3,300 m2
- Scheduled completion: Winter 2004
Nuclear Magnetic Resonance Imaging Research Facility, University of Alberta
- Renovation to Research facility
- Wet/ Animal Laboratory
- Dry Laboratory
- High Tech University Facility
- Equipment Driven Design Solution
- $2.68 million
- 800 m2
- Completed: 2001
Department of Human Ecology, University of Alberta
- Renovation to accommodate teaching, research and artifacts storage and repair for Human Ecology
- $3.7 million
- 3,670 m2
- Completed: 1998
Lecture Training Facility, Edmonton AB
- New Training Facility for CFB Edmonton
- Federal Project- Dry labs
- Computer simulation labs
- Lecture theatre (divisible)
- Administration spaces
- Student space
- Unique flexible military training facility
- Programme through Design Development as bridging consultant
- $10.6 million
- 12,000 m2
- Completed: Winter 1996
Grant MacEwan College- City Centre Campus
- Large complex project
- New Community College
- Classrooms (60)
- Large lecture theatres
- Student spaces
- Signature building
- $110 million
- 66,000 m2
- Completed: Fall 1993
Corbett Hall, University of Alberta
- Renovation and Addition to Education/ Research Facility
- Historical restoration of 1915 Heritage Building
- Conversion of the former Normal School to accommodate research, teaching
laboratory, faculty and student spaces
- Classrooms
- Research labs/ administration
- Large Lecture Theaters
- Multiple user groups
- Historic Building
- $9.4 million
- 10,000 m2
- Completed: Fall 1991
- This study updated the previous 5 Year Capital Plan in light of new enrolment data and updated 10 year enrolment projects.
- Update: 2003
10 Year Facility Plan for Fort Vermilion School Division
- 14 Facilities
- Completed December 1999
- Update: 2003
Capital Submission for Parkland School Division
- Queen Street Community School
- Completed: December 2000
Facilities Plan for Fort Vermilion School Division
- 13 Facilities
- Completed: May 1998
- Updated: May 1999
Facilities Plan for Parkland School Division,
- 21 Facilities
- Completed: October 1995
- Updated May: 1999
Capital Submission for St. Albert Protestant Schools
- Proposed Addition and Modernization of Elmer Gish School / Completed March 1998
- Innovation Funding Submission for Sturgeon Heights School / Completed February 1999
- BQRP Proposal for Ronald Harvey School / Completed May 1999
5-Year Capital Plan for St. Albert Protestant Schools
- 13 Facilities
- Completed: March 1998
Facilities Plan for Black Gold Regional Schools
- 23 Facilities
- Provides a background document fort the Division in prioritizing its facility needs for the next five years
- Provided Alberta Education with a tool with which to assess applications for funding capital projects
- Completed: June 1997
Capital Submissions for Black Gold Regional Schools
- Building evaluation, conceptual design report prepared for the proposed addition and modernization of an elementary school / Completed: June 1997
- Background support documentation and conceptual design report for a proposed new 9-12 high school / Completed: June 1997
- Critical Care Facility
- Provided analysis planning, feasibility options and costing for the redevelopment of Station 54 for medicine
- Detailed program for the redevelopment
- Study was expanded to include a review of future bed capacity
- Study completed: 1997
ICMBG/IHQ/ISIG SQN/IMPPL
- Completed programming and concept design on this DND building, (CFB Edmonton Headquarters Building) as bridging consultant
- Outcome: Project was completed within budget ($13 Million) ONPA oversaw the process to completion
- Completed: April 1997
Programming for Lecture Training Facility CFB Edmonton
- Completed programming and concept design for this DND building at CFB Edmonton, as bridging consultant
- Outcome: Project was completed within budget ($10 Million). ONPA oversaw the process to completion
- Completed: December 1996
Corbett Hall, University of Alberta Campus/Faculty of Rehabilitation Medicine
- Completed programming and concept design of the first phase of this $10 Million project.
- Outcome: Project was approved to proceed into design stages and was completed In 1991
Master Plan for Edmonton Maximum Institution, Edmonton AB
- Master plan and Programme, as well as Reception area for Correctional facility
- Public Works Canada & Correctional Services Canada
- Reception area project was abandoned for political reasons
- New reception unit and expansion project was budgeted at $20 million
- Study completed: 1986
- Renovation to Medical facility
- Administrative offices
- Clinics
- Interior Renovation project
- IT / Communication system
- Programme through completion
- $1 million
- Completed: 2004
Justice Canada- 20th, 22nd, 25th Floor TD Tower, Edmonton AB
- Renovations to existing office spaces
- Executive offices
- Open workstation areas
- Boardrooms
- Client meeting rooms
- Filing and storage spaces
- Privacy sound masking for interior offices, door and security hardware
- The data and communication system was upgraded and linked with other Justice
Canada remote branches
- The interior color scheme identity established for Justice Canada was continued
through the 3 floors
- Federal porject
- $866,000
- 36,000 m2
- Completed: 2003
Stonhouse Commercial Centre
- Two-story commercial centre
- Building façade forms street edge
- Professional offices and commercial services accommodated
- CBIP Design for sustainability
- $60,000
- 1800m2
- Completed: January 2002
Shark Tank/Hot Rocket Offices, St. Albert, Alberta
- Administrative Offices
- High Tech Upscale Interior Design
- $0.35 million
- 940 m2
- Completed: Spring 2002
CCRA Expansion 4th Floor Canada Place, Edmonton AB
- Renovation to Office building
- Space layout met space allotments as per government standards
- An interior color scheme was developed for each department
- Staffing areas
- Conference facilities
- Break out rooms
- Swing space for seasonal staff
- Multi-level lighting
- Green design elements
- Federal project
- $711,000
- 2,648 m2
- Completed: 2001
- New Medical/ Research Facility for the Faculty of Medicine
- Administrative/ Faculty Offices
- Multiple user groups
- Signature building
- Clinics
- Classrooms
- IT/ Communication systems
- Green Building
- $7.2 million
- 3,300 m2
- Scheduled completion: Winter 2004
Shark Tank/Hot Rocket Offices, St. Albert, Alberta
- Administrative Offices
- High Tech Upscale Interior Design
- $0.35 million
- 940 m2
- Completed: Spring 2002
Stonhouse Commercial Centre
- Two-story commercial centre
- Building façade forms street edge
- Professional offices and commercial services accommodated
- CBIP Design for sustainability
- $60,000
- 1800m2
- Completed: January 2002
Legal Commercial Community Centre
- New commercial/administrative facility addition to school
- An incubator for small commercial ventures
- Cost effective building shell
- Commercial Style Building
- $1.7 million
- Total building area is 3400 m2
- Commercial component is 2300 m2
- Administrative component is 1100m2
- Completed: Spring 2001
Kal-Tire Maintenance Shop
- New Maintenance Shop
- Completed: 2000
Red Feather Saloon, Dawson City Yukon
- Historical Reconstruction Project
- Design & Construction of Historically Correct Liquor Store
- Building design conform to its original dimension & exact configuration circa 1916 streetcar
- Reused historically significant medallions & special details
- $2.3 million
- 745 m2
- Completed: Fall 1993
Grant MacEwan College- City Centre Campus
- Large complex project
- New Community College
- Classrooms (60)
- Large lecture theatres
- Student spaces
- Signature building
- $110 million
- 66,000 m2
- Completed: Fall 1993
- Addition and Renovation to Leisure Facility
- Play pool area new ventilation system
- Pool Area dehumidifier replacement.
- Steam Room steam generator replacement.
- New Filtration System for Swimming Pool and Diving Tank
- New Mechanical Systems
- Replacement and upgrade of existing HVAC systems for Pool and Dressing Rooms.
- New HVAC system for the Addition and Lobby Area
- Administration wing
- $21 million
- Scheduled Completion: 2005
Grant MacEwan College- City Centre Campus
- Large complex project
- New Community College
- Classrooms (60)
- Large lecture theatres
- Student spaces
- Signature building
- $110 million
- 66,000 m2
- Completed: Fall 1993
Ironhead Golf & Country Club Clubhouse, Duffield AB
- New clubhouse facility
- For Paul Band Administration
- Two-storey complex housing golf pro, club manager
- Club storage and locker areas
- Food service facilities
- $543,000
- 583 m2
- Completed: 1990
- Addition and Renovation to Maintenance shop
- Concrete block construction
- Shop includes heavy equipment crane
- Explosive containment & Exhaust control
- Large industrial paint booth
- $1 million
- Completed: Fall 2001
Kal-Tire Maintenance Shop
- New Maintenance Shop
- Completed: 2000
Ryley Maintenace Building
- Addition and Renovation to Maintenance shop
- $544,000
- Completed: 1989
- Large complex project
- New Medical/ Research Facility
- State of the art technology
- Multiple user groups
- Classrooms
- Lecture theatres
- Student spaces
- Labs
- Phase 1: $165 million
- 67,454 m2
- Scheduled completion: 2006
Zeidler Centre, University of Alberta
- New Medical/ Research Facility for the Faculty of Medicine
- Administrative/ Faculty Offices
- Multiple user groups
- Signature building
- Clinics
- Classrooms
- IT/ Communication systems
- Green Building
- $7.2 million
- 3,300 m2
- Scheduled completion: Winter 2004
Nuclear Magnetic Resonance Imaging Research Facility, University of Alberta
- Renovation to Research facility
- Wet/ Animal Laboratory
- Dry Laboratory
- High Tech University Facility
- Equipment Driven Design Solution
- $2.68 million
- 800 m2
- Completed: 2001
Royal Alexandra Hospital Cathode Laboratory
- Renovation to Health facility laboratory
- Two laboratories with centralized control/ viewing area
- Fast Track Design method employed
- $500,000
- Completed: 1999
Department of Human Ecology, University of Alberta
- Renovation to accommodate teaching, research and artifacts storage and repair for Human Ecology
- Wet labs
- Dry labs
- Specialized classrooms
- Computer labs
- Specialized teaching labs
- Administration offices
- Student spaces
- Building support facilities
- $3.7 million
- 3,670 m2
- Completed: 1998
Canadian Food Inspection Agency, Red Deer AB
- Building retrofit and upgrade of Testing Facility
- Federal project
- Level 2 Bio Containment
- Secure reception area
- Secure meeting rooms
- Secure office support areas
- $250,000
- 715 m2
- Completed: Summer 1999
Corbett Hall, University of Alberta
- Renovation and Addition to Education/ Research Facility
- Historical restoration of 1915 Heritage Building
- Conversion of the former Normal School to accommodate research, teaching laboratory, faculty and student spaces
- Classrooms
- Research labs/ administration
- Large Lecture Theaters
- Multiple user groups
- Historic Building
- $9.4 million
- 10,000 m2
- Completed: Fall 1991
Syncrude Laboratory- Mildred Lake
- New Oilfield Laboratory and workshop
- Completed: 1974
- New Residence and Multi-Use Facility
- Gymnasium/ 2 Station
- Conference Rooms
- Music Rooms
- Main Floor Administration & Support Areas
- 420 Residency Rooms
- Guest Suites
- $20 million
- 18,570 m2
- Completed: Fall 2003
Dr. Turner Lodge
- Renovation to Senior Citizens Residence
- Alberta Public Works project
- Accommodates 85 ambulatory residents
- Major mechanical installation
- Space changes to create a more functional building
- $953,000
- 4,500 m2
- Completed: 1999
Single Living Quarters, CFB Edmonton
- New Military Residence building
- Department of National Defense
- Single soldier accommodations
- 450 rooms single and double occupancy
- 800 beds
- Large common area
- Telecommunication installations
- $18.0 million
- 22,000 m2
- Completed: 1997
Gadsoodaa Student Resident, Whitehorse Yukon
- New Student Residence
- 22 Bedrooms
- 3 Common Rooms
- Study Area
- Cafeteria / Kitchen
- 2 Offices
- 1 Suite For Special Guests
- Project hailed at all levels as an extremely successful product of interactive design
- $1,500.00
- 985 m2
- Completion: September 1990
Suncor Laboratory- Safety Building
- New Oilfield workshop
- $25,000
- Completed: 1988
- Redevelopment of Security Facility
- 424 beds
- Corrections Services Canada /Public Works Government Services Canada Project
- Federal project
- Vocational training/ Industrial shops
- $100 Million
- 27,000 m2
- Scheduled Completion: to be concluded
Edmonton International Airport (Joint Venture), Edmonton AB
- New construction and major addition to the Airport
- New parkade
- $113 million
- 49, 845 m2
- Completed: 2004
St. Albert RCMP Detachment, St. Albert AB
- New Police Facility
- Meets needs and functional requirements of RCMP
- Meets RCMP Property Management Building Standards
- Federal project
- Green Building
- Administration and training areas
- 911 Dispatch area
- Large work areas and Staff Support areas
- Cellblock (Male/ Female/ Young Offenders)
- Facilitates community use of a large central multipurpose meeting room
- $3.5 million
- 1,950 m2
- Completed: Spring 2002
Inuvik Female Young Offenders Facility, Inuvik NWT
- New Correctional facility
- Accommodates 10 open custody females and 5-9 in secure custody
- Program, visiting and recreation areas, central control all located in a secure perimeter
- Worked as subconsultant, providing security expertise
- $4.73 million
- Completed: 2002
Camrose Police Facility, Camrose AB
- New Police Facility
- Renovation and addition to former CFCW radio station
- Faciliates community use of large boardroom
- Administration and training areas
- Victims assistance facilities and offices
- Large work areas and Staff Support areas
- Cellblock (Male/ Female/ Young Offenders)
- Parking garage
- Found property storage areas
- $1.5 million
- 1,475 m2
- Completed: Summer 1999
Drumheller Institution, Drumheller AB
- New 120 Bed Living Unit
- Corrections Services Canada /Public Works Government Services Canada Project
- Federal project
- Heavy Medium Security Component
- Programs Area
- Energy Efficient Design
- Planned Within Compound in Operating Facility
- $5.5 million
- 2,488 m2
- Completed: 1998
Headingly Correctional Institution, Manitoba
- New Maximum Security Unit
- Sub-Consultants- Design only
- 80 Beds
- Master Plan
- Implemented Within Operating Facility
- $8.0 million
- 3,670 m2
- Completed: 1998
Regional Psychiatric Centre, Prairies, Saskatoon SK
- New 100 Bed Expansion to Correctional/ Psychiatric Facility
- Corrections Services Canada /Public Works Government Services Canada Project
- Federal project
- Maximum Security Component
- State of the art security systems
- Programs Area
- Large Mental Health Component
- Energy Efficient Design
- Environmental Objectives Achieved
- Integration into existing institution systems
- Constructed Within Compound in Operating Facility.
- $6.9 million
- 3,381 m2
- Completed: 1998
Food Services CFB
- New Food Services Complex for CFB Wainwright, AB
- Federal Project
- Flexible plan
- Designed to serve 2500 daily as a base population with increases to 15,000 at peak periods.
- Programming and full architectural services provided
- $10 million
- 7,000 m2
- Completed: Spring 1998
MSB Materials Supply Building
- New Warehouse for CFB Wainwright, AB
- Federal Project
- Large open spaces
- Industrial quality
- $10.8 million
- 14,528 m2
- Completed: Summer 1997
ICMBG HQ/ ISIGSSQN/ IMPPL, C.F.B. Edmonton Headquarters Building
- New Headquarters Building for CFB Edmonton
- Federal Project
- Large open workshop accommodates vehicle maintenance and communications technologies for 1CMBG Signals Squadron
- Flexible design
- Vehicle maintenance
- Communication technology
- Training & Work environment
- $12.9 million
- 13,000 m2
- Completed: Spring 1997
Lecture Training Facility, Edmonton AB
- New Training Facility for CFB Edmonton
- Federal Project
- Unique flexible military training facility
- Dry labs
- Computer simulation labs
- Lecture theatre (divisible)
- Administration spaces
- Student space
- Programme through Design Development as bridging consultant
- $10.6 million
- 12,000 m2
- Completed: Winter 1996
Federally Sentence Women Facility Edmonton, Alberta
- New 60 Bed Correctional Facility
- Corrections Services Canada /Public Works Government Services Canada Project
- Minimum, Medium and Maximum security
- Residential component (minimum security)
- Vocational training/ Industrial shops
- Large site development
- Community consultation
- State of the art security systems
- Campus development
- $6.25 million
- 4,700 m2
- Completed: 1995
West Division Police Station, Edmonton AB
- New Police Facility
- Community friendly facility
- 911 Dispatch area
- Cellblock (Male/ Female/ Young Offenders)
- Large work areas and Staff Support areas
- Administration and training areas
- Victims facilities, offices and soft interview areas
- Holding and hard interview areas
- Has become the model for subsequent projects
- Facilitates community use without compromising security
- Green building
- First building designed by the City of Edmonton since community policing has been developed
- $4.5 million
- 3,300 m2
- Completed: Summer 1994
St. Paul R.C.M.P. Subdivision Station
- New R.C.M.P. Facility
- Staff training area
- Adheres to strict R.C.M.P. requirements
- Pistol range
- Cellblock (Male/ Female/ Young Offenders)
- Large work areas and Staff Support areas
- Administration and training areas
- Soft interview areas
- Hard interview areas
- Designed to allow for future expansion
- $3.85 million
- 2,600 m2
- Completed: Fall 1992
Young Offenders facility, Whitehorse YK
- New Medium facility Correctional facility
- Accommodates 10 to 20 men and women
- Safe but open environment, promoting interaction between staff and young offenders
- Administration areas
- Living areas
- Dining areas
- Recreation areas
- Classroom for on site instruction
- $2.94 milliom
- 1,355 m2
- Completed: 1989
Fort Saskatchewan Correctional Centre, Fort Saskatchewan AB
- New Minimum security Correctional Facility
- Accommodates 350 male and female inmates
- Vocational training/ Industrial shops
- Received the 1988 Award of Excellence
- Received a Commendation for Design in 1987
- $49.5 million
- 32,323 m2
- Completed: Summer 1988
Grande Cache Correctional Centre, Grande Cache AB
- New Medium security Correctional Facility
- Accommodates 200 inmates
- Vocational training/ Industrial shops
- Received a Commendation for Design in 1985
- $38 million
- 27,000 m2
- Completed: Summer 1985
Edmonton Remand Centre, Edmonton AB
- New Correctional facility
- Alberta Solicitor General and Alberta Public Works
- Six Storey tower
- Accommodates 300 men and 48 women
- Maximum, Medium, Minimum security
- Reception assessment units in tower and overnight detention dormitories at lower levels increase accommodations for up to 500 detainees
- Infirmary and psychiatric observation units
- Cited for excellence by American Correctional Association and American Institute of Architects (1981)
- Selected for Exhibitions (1981)
- Cited for excellence by City of Edmonton (1980)
- $13.9 million
- 17,500 m2
- Completed: 1979
- Coordinating consultant
- Participated in this comprehensive process as one of three coordinating consultants
- Involved coordinating the work of approximately 9 architectural firms in the evaluation of over 11 post secondary facilities in Edmonton and Northern Alberta
- Included Grant MacEwan Community College City: Centre Campus, Millwoods Campus, Jasper Place Campus; University of Alberta: Extension Centre, Corbett Hall, Clinical Sciences, Central Academics and Fine Arts Buildings
Provincial K-12 Facility Audit 2000
- Participated in this comprehensive process as one of the three coordinating consultants
- Coordinated the work of approximately 20 architectural firms in the evaluation of over 500 school facilities in Edmonton and Northern Alberta
- Included Dr. Folkins Community School, MacKenzie River School, Hythe Regional Junior High School
- New Medical/ Research Facility for the Faculty of Medicine
- Administrative/ Faculty Offices
- Multiple user groups
- Signature building
- Clinics
- Classrooms
- IT/ Communication systems
- Green Building
- $7.2 million
- 3,300 m2
- Scheduled completion: Winter 2004
Clearwater School, Fort McMurray AB
- Conversion of Elementary School to School Division Offices
- $1.24 million
- Completed: Summer 1996
Edmonton Cardiology Clinic
- Renovation to Medical facility
- Administrative offices
- Clinics
- Interior Renovation project
- IT / Communication system
- Programme through completion
- $1 million
- Completed: 2004
Justice Canada- 20th, 22nd, 25th Floor TD Tower, Edmonton AB
- Renovations to existing office spaces
- Executive offices
- Open workstation areas
- Boardrooms
- Client meeting rooms
- Filing and storage spaces
- Privacy sound masking for interior offices, door and security hardware
- The data and communication system was upgraded and linked with other Justice
Canada remote branches
- The interior color scheme identity established for Justice Canada was continued
through the 3 floors
- Federal porject
- $866,000
- 36,000 m2
- Completed: 2003
Legal Commercial Community Centre
- New commercial/administrative facility addition to school
- An incubator for small commercial ventures
- Cost effective building shell
- Commercial Style Building
- $1.7 million
- Total building area is 3400 m2
- Commercial component is 2300 m2
- Administrative component is 1100m2
- Completed: Spring 2001
CCRA Expansion 4th Floor Canada Place, Edmonton AB
- Renovation to Office building
- Space layout met space allotments as per government standards
- An interior color scheme was developed for each department
- Staffing areas
- Conference facilities
- Break out rooms
- Swing space for seasonal staff
- Multi-level lighting
- Green design elements
- Federal project
- $711,000
- 2,648 m2
- Completed: 2001
Canadian Food Inspection Agency, Red Deer AB
- Building retrofit and upgrade of Testing Facility
- Federal project
- Level 2 Bio Containment
- Secure reception area
- Secure meeting rooms
- Secure office support areas
- $250,000
- 715 m2
- Completed: Summer 1999
Canadian Food Inspection Agency, Red Deer AB
- Building retrofit and upgrade of Testing Facility
- Federal project
- Level 2 Bio Containment
- Secure reception area
- Secure meeting rooms
- Secure office support areas
- $250,000
- 715 m2
- Completed: Summer 1999
ICMBG HQ/ ISIGSSQN/ IMPPL, C.F.B. Edmonton Headquarters Building at CFB
- New Headquarters Building for CFB Edmonton
- Federal Project
- Large open workshop accommodates vehicle maintenance and communications technologies for 1CMBG Signals Squadron
- Flexible design
- Vehicle maintenance
- Communication technology
- Training & Work environment
- $12.9 million
- 13,000 m2
- Completed: Spring 1997
Grant MacEwan College- City Centre Campus
- Large complex project
- New Community College
- Classrooms (60)
- Large lecture theatres
- Student spaces
- Signature building
- $110 million
- 66,000 m2
- Completed: Fall 1993
- New construction and major addition to the Airport
- New parkade
- Developed phasing plans for project implementation
- $113 million
- 49, 845 m2
- Completed: 2004
Edmonton International Airport Parkade, Edmonton AB
- New parkade for the new redeveloped airport terminal building
- Accommodates 1800 cars
- Compliments the design of the new terminal expansion
- Allows light through the centre and thus allows the new terminal to read through the parkade itself
- Facilitates easy orientation to the north and south of the lightwell
- Safety and convenience of the public users with consideration for movement of large volumes of luggage
- Includes several connecting links to terminal building
- Functionality and maximum flexibility through use of clear spans
- $15 million
- Completed: 2004
Edmonton Waste Management Centre
- New Waste Management Facility
- Centre for operations for recycling and waste management components
- Shop includes heavy equipment crane, welding, sheet metal cutting and shaping
- Central operations location
- Administration hub for services and GM offices for City Departments
- CBIP design for energy efficiency
- All Designed for maximum durability
- $2.2 million
- 2,350 m2
- Completed: 2001
EPCOR Paint Shop
- Addition and Renovation to Maintenance shop
- Concrete block construction
- Shop includes heavy equipment crane
- Explosive containment & Exhaust control
- Large industrial paint booth
- $1 million
- Completed: Fall 2001
Jasper Train Station Restoration, Jasper Alberta
- Historical restoration of 1925 Heritage Building
- Federal Project
- Complete retrofit of all interior spaces
- Code upgrades to ensure long-term use and sustainability of the facility
- Upgraded structurally to permit larger spaces for the current needs of the users
- $1.85 million
- 2,384 m2
- Completed: Fall 1996
University of Alberta Hospital- East Parkade
- New Parkade
- Accommodates 1200 cars
- Complements the design of the University of Alberta Hospital
- Safety of staff with high levels of unobstructed visibility
- Complements the scale of the street and adjacent neighbourhood
- Involved a significant and meaningful community consultation process
- Includes a plus 15 connecting link to the hospital
- Combined staff and public use with multiple controlled exits
- Durable and low maintenance
- $7.0 million
- Completed: 1988
- Currently leading the preliminary facility planning stage (Master Plan component) for redevelopment of the existing Regina Correctional Centre
- This study is considering options for upgrading or developing the existing provincial institution
- Completed: 2003
Regional Study for Conseil Scolaire Centre-Est No.3
- Review of two school facilities in need of modernization and/or replacement, including a physical and educational program assessment and enrolment projections.
- Completed: 2002
Facilities Master Plan for St. Paul Education Regional Division No. 1
- 15 Facilities
- Completed: March 1999
Master Plan for Fort McMurray School Division
- 11 Facilities
- Master plan includes an educational plan for the district, and
detailed mechanical and electrical evaluations
- Educational plan included instructional plan, school operation plan, district technology integration plan
- Development and evaluation of alternative facility solutions and plans
- Drafted Facility Planning Policy
- Completed: May 1998
Regeneration of Four Regional Care Centres at Battleford, Swift Current, Melfort and Weyburn, for Saskatchewan Health
- This project encompassed four Regional Care Centres (long term care) with a combined total of approximately 560 beds
- The Master Planning entailed an extensive review of demographics, programs and service, a review of other related facilities in the four areas including functional analyses, preliminary programming and site analysis.
- Included a feasibility study and a strategic plan
- Outcome: Recommendations for all four facilities were implemented. One facility was abandoned and replaced, two were expanded and renovated. The fourth was relatively unchanged
- Study Completed: 1997
Grey Nuns and Misercordia Redevelopment Program
- Preliminary Masterplan for Conversion of community Health Care facilities
- Part of team who provided preliminary analysis of space use and options for redevelopment and costing of same further to reorganization of health services
- Study completed: 1996
New Police Facility Camrose/Preliminary Concept Design Study
- Master Plan and Concept Design Study
- Included a review of the potential to expand the existing, (not feasible) the potential to purchase the now abandoned CFCW radio station and renovate to suit and the potential to build a new facility.
- Assessment component included structural, mechanical, electrical systems
- Outcome: In accordance with the recommendations of the study, renovation and addition of the existing CFCW building was pursued
- Completed: 1996
Master Plan for Edmonton Maximum Institution, Edmonton AB
- Master plan and Programme, as well as Reception area for Correctional facility
- Public Works Canada & Correctional Services Canada
- Reception area project was abandoned for political reasons
- New reception unit and expansion project was budgeted at $20 million
- Study completed: 1986
- Review of the effects of portable removals and permanent classroom additions following the 10 year plan on school and division utilization
- Updated annually according to September enrollments
- Update: 2003
BQRP Plan 1997 2001 for Fort Vermilion School Division
- The current study includes BQRP packages and assisting with a capital submission for a new school
- Completed February 1997
- Updated annually
Fort McMurray RCMP Facility Assessment
- Master Plan study
- Analysis of the existing RCMP facility as well as potential sites and their associated infrastructure
- Included structural, mechanical and electrical systems review
- Outcome: The study contributed to information required by the RCMP to make a decision on their future facility needs
- Study Completed: August 1999.
Parkland School Division Administration Facility Study
- 21 facilities
- Issues of overcrowding in some facilities and under utilization in others
- Recommendations for new construction were implemented
- Completed: 1997
Building Quality Restoration Plan Study for Buffalo Trail Regional Division No. 28
- Included individual facility assessments for each of the school facilities in the clients school divisions
- Resulted in a prioritized list of needs and subsequent recommendations for funding applications to Alberta Education that were implemented between 1996-2000
- Completed: October 1996